---
gsd_state_version: 1.0
milestone: v2.1
milestone_name: Documentation
status: unknown
stopped_at: Completed 08-03-PLAN.md
last_updated: "2026-03-20T16:21:50.581Z"
progress:
  total_phases: 5
  completed_phases: 1
  total_plans: 3
  completed_plans: 3
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-03-20)

**Core value:** Agents should only ever have to orchestrate the tool — not build custom functionality that is lacking from the tool.
**Current focus:** Phase 08 — mkdocs-infrastructure

## Current Position

Phase: 08 (mkdocs-infrastructure) — COMPLETE
Plan: 3 of 3

## Performance Metrics

**Velocity:**

- Total plans completed: 22 (across v2.0)
- Average duration: ~53 min
- Total execution time: ~19.6 hours

**By Phase (v2.1):**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| — | — | — | — |

**Recent Trend:**

- v2.0 final phases: 4 min, 5 min, ~90 min, ~442 min
- Trend: Varies by phase complexity

*Updated after each plan completion*
| Phase 08-mkdocs-infrastructure P01 | 5 | 1 tasks | 4 files |
| Phase 08-mkdocs-infrastructure P02 | 136 | 2 tasks | 19 files |
| Phase 08-mkdocs-infrastructure P03 | 1 | 1 tasks | 1 files |

## Accumulated Context

### Decisions

Decisions are logged in PROJECT.md Key Decisions table.
Recent decisions affecting current work:

- Two-track documentation (user + developer guide): knowledge workers and plugin authors have fundamentally different needs
- llms.txt + MCP doc search for agent accessibility: agents are a primary audience
- mkdocs-shadcn theme (not Material): install via `pip install mkdocs-shadcn`, configure with `theme: name: shadcn`
- Phase 10 and Phase 11 can be parallelized (both depend on Phase 9, not each other)
- [Phase 08-01]: Deleted backlog.md, research-mapping.md, roadmap.md from docs/ — internal planning artifacts must not appear on published MkDocs site
- [Phase 08-01]: docs/index.md For Developers and Agents section reduced to 3 links: agentic-workflows.md, development.md, troubleshooting.md
- [Phase 08-02]: mkdocs.yml at project root with shadcn theme, exclude_docs for plans/, full nav listing all 13 pages
- [Phase 08-02]: site/ added to .gitignore as MkDocs build artifact (auto-fix)
- [Phase 08-03]: workflow-level permissions: contents: write (not job-level) for gh-pages push access
- [Phase 08-03]: pip install (not uv) in CI — docs workflow only needs mkdocs tools, not full ztlctl env
- [Phase 08-03]: Pinned exact versions in CI: mkdocs==1.6.1, mkdocs-shadcn==0.10.2, mkdocs-redirects==1.2.2

### Pending Todos

None yet.

### Blockers/Concerns

- Research noted: `docs/llms.txt` with no YAML front matter may need verification that Jekyll serves it correctly
- Research noted: docs/plans/ is currently publicly served — must be excluded in Phase 8
- Research noted: GitHub Pages has no server-side redirects — redirect stubs (meta-refresh) must be planned before moving files

## Session Continuity

Last session: 2026-03-20T16:16:32.000Z
Stopped at: Completed 08-03-PLAN.md
Resume file: None
