# Task Board

> Task Board Management - Task Tracking

## Active Tasks

| Task ID | Task | Description | Role | Status | Last Updated | Output Links | Next Task |
|---------|-----------|-------------|------|--------|--------------|--------------|----------|
| TASK-614 | Bug Fix | Action Execution Modal: Idea Mockup action shows no input selector or instructions — copilot-prompt.json id "generate-mockup" mismatches action key "design_mockup". Feedback-20260222-161515 | Cipher 🔐 | ✅ completed | 02-22-2026 08:19:00 | copilot-prompt.json | - |
| TASK-613 | Code Implementation | FEATURE-040-A: Modal Generalization & Core Actions (MVP) — implement changes | Onyx 🖤 | ✅ completed | 02-22-2026 08:05:00 | action-execution-modal.js, copilot-prompt.json, action-execution-modal.css | Feature Acceptance Test |
| TASK-612 | Test Generation | FEATURE-040-A: Modal Generalization & Core Actions (MVP) — TDD tests | Onyx 🖤 | ✅ completed | 02-22-2026 08:00:00 | action-execution-modal-040a.test.js | Code Implementation |
| TASK-611 | Technical Design | FEATURE-040-A: Modal Generalization & Core Actions (MVP) — create technical-design.md | Onyx 🖤 | ✅ completed | 02-22-2026 07:55:00 | technical-design.md | Test Generation |
| TASK-610 | Feature Refinement | FEATURE-040-A: Modal Generalization & Core Actions (MVP) — create specification.md | Onyx 🖤 | ✅ completed | 02-22-2026 07:50:00 | specification.md | Technical Design |
| TASK-609 | Feature Breakdown | EPIC-040: Break CR-Generalize Action Execution Modal into features | Onyx 🖤 | ✅ completed | 02-22-2026 07:16:00 | requirement-details-part-12.md, features.md | Feature Refinement |
| TASK-608 | Requirement Gathering | IDEA-027/EPIC-040: CR-Generalize Action Execution Modal for all workflow actions — gather requirements from IDEA-027 | Onyx 🖤 | ✅ completed | 02-22-2026 07:16:00 | requirement-details-part-12.md | Feature Breakdown |
| TASK-607 | Ideation | IDEA-027: CR-Optimize Idea Mockup, Requirement Gathering and other workflow actions — extend Action Execution Modal to support design mockup, requirement gathering, feature breakdown etc. Feedback-20260222-132751 | Onyx 🖤 | ✅ completed | 02-22-2026 07:16:00 | idea-summary-v1.md | Requirement Gathering |
| TASK-606 | Bug Fix | Feedback panel copy-path button missing on page reload — _parse_feedback_md omits `folder` field so entry.folder is undefined for loaded entries. Feedback-20260222-133420 | Sage 🔮 | ✅ completed | 02-22-2026 06:02:00 | uiux_feedback_service.py | - |
| TASK-605 | Bug Fix | Action Execution Modal: extra instructions use wrong format — appends inline "with extra instructions:" instead of --extra-instructions flag | Bolt ⚡ | ✅ completed | 02-22-2026 05:55:00 | action-execution-modal.js, action-execution-modal.test.js | - |
| TASK-594 | Ideation | IDEA-026: CR-Modal Window — folder card bg differs from file, remove inline folder tree, click folder opens modal with tree+preview. Feedback-20260222-110609 | Ember 🔥 | ✅ completed | 02-22-2026 03:15:00 | idea-summary-v1.md | Idea Mockup / Idea to Architecture |
| TASK-595 | Requirement Gathering | EPIC-039: CR-Folder Browser Modal — replace inline tree with modal, folder card bg, search/breadcrumb/download. Based on IDEA-026 | Ember 🔥 | ✅ completed | 02-22-2026 03:48:00 | requirement-details-part-11.md | Feature Breakdown |
| TASK-596 | Feature Breakdown | EPIC-039: Break CR-Folder Browser Modal into features | Ember 🔥 | ✅ completed | 02-22-2026 03:52:00 | requirement-details-part-11.md, features.md | Feature Refinement |
| TASK-597 | Feature Refinement | FEATURE-039-A: Folder Browser Modal (MVP) — create specification.md | Ember 🔥 | ✅ completed | 02-22-2026 03:55:00 | specification.md | Technical Design |
| TASK-598 | Technical Design | FEATURE-039-A: Folder Browser Modal (MVP) — create technical-design.md | Ember 🔥 | ✅ completed | 02-22-2026 04:05:00 | technical-design.md | Test Generation |
| TASK-599 | Test Generation | FEATURE-039-A: Folder Browser Modal (MVP) — TDD tests | Ember 🔥 | ✅ completed | 02-22-2026 04:12:00 | folder-browser-modal.test.js | Code Implementation |
| TASK-600 | Code Implementation | FEATURE-039-A: Folder Browser Modal (MVP) — implement JS+CSS, refactor deliverable-viewer | Ember 🔥 | ✅ completed | 02-22-2026 04:20:00 | folder-browser-modal.js, folder-browser-modal.css | Feature Acceptance Test |
| TASK-601 | Bug Fix | FEATURE-039-A: (1) Modal size consistency — tracing dashboard 80vh→85vh, (2) Folder tree lazy-load sub-folders on click | Ember 🔥 | ✅ completed | 02-22-2026 04:25:00 | folder-browser-modal.js, deliverable-viewer.js, tracing-dashboard.css | - |
| TASK-602 | Bug Fix | Feedback panel: add copy icon beside delete to copy folder path of submitted feedbacks. Feedback-20260222-133420 | Flux 🔄 | ✅ completed | 02-22-2026 05:39:00 | uiux-feedback.js, uiux-feedback.css | - |
| TASK-603 | Bug Fix | Create Workflow shows "Network error" when backend throws unhandled exception — route has no try/except, Flask returns HTML 500, resp.json() fails. Feedback-20260222-133736 | Sage 🔮 | ✅ completed | 02-22-2026 05:46:00 | workflow_routes.py, workflow.js, test_workflow_manager.py | - |
| TASK-604 | Bug Fix | FEATURE-038-B: Session idle detection uses fragile prompt suffix matching — replace with OS-level `tcgetpgrp()` process-based detection. Update technical-design.md and specification.md | Drift 🌊 | ✅ completed | 02-22-2026 05:44:00 | terminal_service.py, test_feature_038b.py, technical-design.md, specification.md | - |
| TASK-593 | Ideation | Refine idea wf-001-greedy-snake v2 — add multi-head snake concept, make it scary | Spark ⚡ | ✅ completed | 02-21-2026 12:14:00 | idea-summary-v2.md | Idea Mockup / Idea to Architecture |
| TASK-592 | Bug Fix | Refine Idea modal: add idea file selector — default to compose_idea deliverable, list refined-idea/ folder files, update instructions on switch. Feedback-20260221-194456 | Zephyr 🌬️ | ✅ completed | 02-21-2026 11:50:00 | action-execution-modal.js, action-execution-modal.css | - |
| TASK-591 | Bug Fix | ~~Suggested action btn: only change bg, not border.~~ REVERTED — dashed border already present. Feedback-20260221-191915 | Zephyr 🌬️ | 🔁 reverted | 02-21-2026 11:24:00 | workflow.css | - |
| TASK-591 | Bug Fix | Suggested action: only change background, keep border style from base state (solid=mandatory, dashed=optional). Feedback-20260221-191915 | Zephyr 🌬️ | ✅ completed | 02-21-2026 11:27:00 | workflow.css, workflow-stage.js | - |
| TASK-590 | Bug Fix | next_actions_suggested not shown for actions in completed stages — design_mockup missing suggested highlight. Feedback-20260221-190457 | Rune 🔮 | ✅ completed | 02-21-2026 11:10:00 | workflow-stage.js, workflow-stage-suggestions.test.js | - |
| TASK-589 | Bug Fix | Deliverable cards: (1) grid alignment — folder-type card misaligned with file cards, (2) no click-to-preview on regular file deliverables. Feedback-20260221-175407 | Drift 🌊 | ✅ completed | 02-21-2026 10:08:00 | workflow.css, deliverable-viewer.js, workflow-stage.js | - |
| TASK-588 | Bug Fix | Deliverable card styling: (1) folder icon missing background, (2) folder name/path on same line, (3) hide x-ipe-docs/ prefix in all deliverables. Feedback-20260221-174334 | Pulse 🔵 | ✅ completed | 02-21-2026 09:51:00 | deliverable-viewer.js, workflow-stage.js, workflow.css | - |
| TASK-587 | Ideation | Refine idea wf-001-greedy-snake — 贪吃蛇 web app | Bolt ⚡ | ✅ completed | 02-21-2026 09:21:00 | idea-summary-v1.md | Idea Mockup / Idea to Architecture |
| TASK-584 | Ideation | IDEA-026: Refine idea wf-001-test-the-workflow — Snake game (贪吃蛇) | Ember 🔥 | ✅ completed | 02-21-2026 07:08:00 | idea-summary-v1.md | Idea Mockup / Idea to Architecture |
| TASK-585 | Code Implementation | EPIC-038: Add --workflow-mode execution context — frontend injects prefix, workflow skill detects and passes execution_mode, ideation skill conditionally calls update_workflow_action | Nova ✅ | ✅ completed | 02-21-2026 04:39:00 | action-execution-modal.js, x-ipe-workflow-task-execution/SKILL.md, x-ipe-task-based-ideation-v2/SKILL.md | - |
| TASK-586 | Bug Fix | EPIC-038: 5 user-reported bugs — modal size (80vw), placeholder resolution, double-wrapped command, console expand, in-progress indicator | Nova ✅ | ✅ completed | 02-21-2026 03:30:00 | action-execution-modal.js, workflow-stage.js, action-execution-modal.css | - |
| TASK-562 | Ideation | Refine idea 025: CR-Refine Idea Action — modal window, agent CLI integration, workflow manager API, deliverable viewer | Nova ✅ | ✅ completed | 02-20-2026 09:15:00 | idea-summary-v1.md | Requirement Gathering |
| TASK-563 | Idea Mockup | IDEA-025: Create visual mockup of Refine Idea modal (instructions display, extra input, Copilot button, deliverable viewer) | Nova ✅ | ✅ completed | 02-20-2026 12:26:00 | mockups/refine-idea-modal-v1.html, idea-summary-v2.md | Requirement Gathering |
| TASK-564 | Skill Update | Update idea-mockup skill: Step 9 should update existing idea-summary in-place instead of creating new version | Nova ✅ | ✅ completed | 02-20-2026 13:01:00 | .github/skills/x-ipe-task-based-idea-mockup/SKILL.md | - |
| TASK-565 | Requirement Gathering | EPIC-038: CR-Refine Idea Action — gather requirements from IDEA-025 idea-summary, create requirement-details | Nova ✅ | ✅ completed | 02-20-2026 13:08:00 | requirement-details-part-11.md | Feature Breakdown |
| TASK-566 | Feature Breakdown | EPIC-038: CR-Refine Idea Action — break requirements into features, update feature board | Nova ✅ | ✅ completed | 02-20-2026 13:50:00 | requirement-details-part-11.md, features.md | Feature Refinement |
| TASK-567 | Feature Refinement | FEATURE-038-A: Action Execution Modal — create specification.md | Nova ✅ | ✅ completed | 02-20-2026 14:10:00 | specification.md | Technical Design |
| TASK-568 | Feature Refinement | FEATURE-038-B: Session Idle Detection — create specification.md | Nova ✅ | ✅ completed | 02-20-2026 14:15:00 | specification.md | Technical Design |
| TASK-569 | Feature Refinement | FEATURE-038-C: Enhanced Deliverable Viewer — create specification.md | Nova ✅ | ✅ completed | 02-20-2026 14:20:00 | specification.md | Technical Design |
| TASK-570 | Feature Refinement | FEATURE-038-D: Refinement Skill Integration — create specification.md | Nova ✅ | ✅ completed | 02-20-2026 14:20:00 | specification.md | Technical Design |
| TASK-571 | Feature Refinement | FEATURE-038-E: Execution Skill DoD Update — create specification.md | Nova ✅ | ✅ completed | 02-20-2026 14:20:00 | specification.md | Technical Design |
| TASK-572 | Technical Design | FEATURE-038-E: Execution Skill DoD Update — create technical-design.md | Nova ✅ | ✅ completed | 02-20-2026 14:30:00 | technical-design.md | Test Generation |
| TASK-573 | Technical Design | FEATURE-038-D: Refinement Skill Integration — create technical-design.md | Nova ✅ | ✅ completed | 02-20-2026 14:30:00 | technical-design.md | Test Generation |
| TASK-574 | Technical Design | FEATURE-038-B: Session Idle Detection — create technical-design.md | Nova ✅ | ✅ completed | 02-20-2026 14:35:00 | technical-design.md | Test Generation |
| TASK-575 | Technical Design | FEATURE-038-A: Action Execution Modal — create technical-design.md | Nova ✅ | ✅ completed | 02-20-2026 14:35:00 | technical-design.md | Test Generation |
| TASK-576 | Technical Design | FEATURE-038-C: Enhanced Deliverable Viewer — create technical-design.md | Nova ✅ | ✅ completed | 02-20-2026 14:40:00 | technical-design.md | Test Generation |
| TASK-577 | Test Generation | EPIC-038: TDD tests for FEATURE-038-A/B/C — 81 tests (37 backend, 44 frontend), all fail. D/E skills-type, no code tests | Nova ✅ | ✅ completed | 02-20-2026 22:25:00 | test_feature_038b.py, test_feature_038c.py, action-execution-modal.test.js, session-idle-detection.test.js, deliverable-viewer.test.js | Code Implementation |
| TASK-578 | Code Implementation | FEATURE-038-E: Add workflow status verification checkpoint to x-ipe-workflow-task-execution Step 5 | Nova ✅ | ✅ completed | 02-20-2026 22:30:00 | x-ipe-workflow-task-execution/SKILL.md | Feature Acceptance Test |
| TASK-579 | Code Implementation | FEATURE-038-D: Update ideation-v2 skill — extra_instructions input, refined-idea/ output, workflow_action in DoD | Nova ✅ | ✅ completed | 02-20-2026 22:35:00 | x-ipe-task-based-ideation-v2/SKILL.md | Feature Acceptance Test |
| TASK-580 | Code Implementation | FEATURE-038-B: Session idle detection — strip_ansi, is_idle(), find_idle_session(), claim_session_for_action(), WebSocket handlers, frontend methods | Nova ✅ | ✅ completed | 02-20-2026 22:35:00 | terminal_service.py, terminal_handlers.py, terminal.js | Feature Acceptance Test |
| TASK-581 | Code Implementation | FEATURE-038-A: Action Execution Modal — ActionExecutionModal class, instructions loading from copilot-prompt.json, extra instructions textarea, CLI command construction, idle session dispatch, spinner/pulse CSS, workflow-stage.js integration | Nova ✅ | ✅ completed | 02-20-2026 22:40:00 | action-execution-modal.js, action-execution-modal.css, workflow-stage.js, base.html | Feature Acceptance Test |
| TASK-582 | Code Implementation | FEATURE-038-C: Enhanced Deliverable Viewer — backend tree endpoint, DeliverableViewer class, folder detection, file-tree rendering, inline preview with marked.js, path traversal protection | Nova ✅ | ✅ completed | 02-20-2026 22:46:00 | workflow_routes.py, deliverable-viewer.js, workflow-stage.js, base.html | Feature Acceptance Test |
| TASK-583 | Feature Acceptance Test | EPIC-038 acceptance tests: FEATURE-038-A (12/12 pass, 1 bug fixed), FEATURE-038-C (9/9 pass, 2 bugs fixed). Features D, E, B skipped (skill-only / no web UI). Commit 745aadc | Nova ✅ | ✅ completed | 02-20-2026 15:10:00 | acceptance-test-cases.md (038-A, 038-C) | Feature Closing |
| TASK-561 | Bug Fix | Deliverables show "not found" for bare filenames (legacy data before TASK-542). Fixed deliverable paths in workflow-hello.json. Feedback-20260220-133807 | Spark ✅ | ✅ completed | 02-20-2026 05:42:00 | workflow-hello.json | - |
| TASK-560 | Feature Closing | FEATURE-025-E: KB Search & Preview — closed, acceptance tests 8/8, commit 679e40b | Zephyr ✅ | ✅ completed | 02-19-2026 15:35:00 | CHANGELOG.md, features.md, acceptance-test-results.md | - |
| TASK-559 | Feature Acceptance Test | FEATURE-025-E: KB Search & Preview — 8/8 acceptance tests passed. Fixed 3 bugs: preview panel selector, filter chips init, SPA navigation init | Zephyr ✅ | ✅ completed | 02-19-2026 15:30:00 | acceptance-test-results.md | Feature Closing |
| TASK-558 | Code Implementation | FEATURE-025-E: KB Search & Preview — search modal, preview panel, filter chips, sidebar highlight, grouped search API. 21 backend + 36 frontend tests, all passing. Commit 82647bb | Zephyr ✅ | ✅ completed | 02-19-2026 14:00:00 | kb-search.js, kb-search.css, kb_manager_service.py, kb_routes.py, test_kb_search.py, kb-search.test.js | Feature Acceptance Test |
| TASK-557 | Test Generation | FEATURE-025-E: KB Search & Preview — TDD tests for search API, search modal, preview panel, sidebar highlight | Zephyr ✅ | ✅ completed | 02-19-2026 13:48:00 | test_kb_search.py, kb-search.test.js | Code Implementation |
| TASK-556 | Technical Design | FEATURE-025-E: KB Search & Preview — design search modal, preview panel, sidebar highlight, filter system | Zephyr ✅ | ✅ completed | 02-19-2026 13:42:00 | technical-design.md | Test Generation |
| TASK-555 | Feature Refinement | FEATURE-025-E: KB Search & Preview — create specification.md with search modal, sidebar search, preview panel, filter options | Zephyr ✅ | ✅ completed | 02-19-2026 13:40:00 | specification.md | Technical Design |
| TASK-554 | Frontend Testing | Set up Vitest + jsdom for proper JS unit tests. Created 51 tests in tests/frontend-js/ covering StageGateChecker, ConfirmModal, ComposeIdeaModal modes, LinkExistingPanel. Updated 4 skills to mandate JS testing over string matching | Zephyr ✅ | ✅ completed | 02-19-2026 13:30:00 | tests/frontend-js/, vitest.config.js, 4x SKILL.md | - |
| TASK-552 | Bug Fix | Update content modal windows to 80vw (4/5 viewport): compose-modal, toolbox-modal, tracing-modal. Skip dialog modals (workflow-modal) | Zephyr ✅ | ✅ completed | 02-19-2026 12:47:00 | compose-idea-modal.css, stage-toolbox.css, tracing-dashboard.css | - |
| TASK-553 | Skill Update | Add program_type + tech_stack to 5 skills: technical-design (output), test-generation/bug-fix/implementation/refactor (input). Enables frontend test awareness | Zephyr ✅ | ✅ completed | 02-19-2026 12:47:00 | 5x SKILL.md files | - |
| TASK-551 | Feature Closing | FEATURE-037-B: Close feature, finalize changelog, commit 2e57f16 + 72b2dd7 to main | Zephyr ✅ | ✅ completed | 02-19-2026 12:39:00 | CHANGELOG.md, commit 2e57f16 | - |
| TASK-550 | Feature Acceptance Test | FEATURE-037-B: 8/8 acceptance tests passed via Chrome DevTools MCP. Link Existing panel, file preview, search, re-edit confirm, gate block, edit mode UI | Zephyr ✅ | ✅ completed | 02-19-2026 12:39:00 | x-ipe-docs/requirements/EPIC-037/FEATURE-037-B/acceptance-test-results.md | Feature Closing |
| TASK-549 | Code Implementation | FEATURE-037-B: Implement LinkExistingPanel, StageGateChecker, edit mode, GET /api/ideas/file. 4 files changed. 44/44 tests pass, 0 regressions | Zephyr ✅ | ✅ completed | 02-19-2026 12:30:00 | compose-idea-modal.js, workflow-stage.js, ideas_routes.py, compose-idea-modal.css | Feature Acceptance Test |
| TASK-548 | Test Generation | TDD tests for FEATURE-037-B: 44 tests (33 failing, 11 pre-pass from 037-A overlap). Covers LinkExistingPanel, StageGateChecker, edit mode, GET /api/ideas/file | Zephyr ✅ | ✅ completed | 02-19-2026 12:10:00 | tests/test_feature_037b.py | Code Implementation |
| TASK-547 | Technical Design | Technical design for FEATURE-037-B: Link Existing panel, edit mode, StageGateChecker, GET /api/ideas/file endpoint | Zephyr ✅ | ✅ completed | 02-19-2026 12:10:00 | x-ipe-docs/requirements/EPIC-037/FEATURE-037-B/technical-design.md | Test Generation |
| TASK-546 | Feature Refinement | Create specification.md for FEATURE-037-B: Compose Idea Modal — Link Existing & Re-Edit. Covers FR-037.6–037.12. Re-Edit enriched by CR-001 (stage gate, confirmation, edit mode) | Zephyr ✅ | ✅ completed | 02-19-2026 12:05:00 | x-ipe-docs/requirements/EPIC-037/FEATURE-037-B/specification.md | Technical Design |
| TASK-545 | Change Request | CR-001 for FEATURE-037-B: Re-Edit compose_idea with stage gate, confirmation dialog, edit mode, file auto-detection. From IDEA-024 | Zephyr ✅ | ✅ completed | 02-19-2026 12:01:00 | x-ipe-docs/requirements/EPIC-037/FEATURE-037-B/CR-001.md | Feature Refinement |
| TASK-544 | Ideation | Refine idea 024: CR-Compose Idea Supporting Re-open — re-open completed compose_idea for editing/re-linking | Zephyr ✅ | ✅ completed | 02-19-2026 11:43:00 | x-ipe-docs/ideas/024. CR-Compose idea Supporting Re-open/idea-summary-v1.md | Requirement Gathering |
| TASK-543 | Bug Fix | (1) No spacing between workflow panels (.workflow-panels missing CSS), (2) folder preview missing x-ipe-docs/ideas/ prefix. Feedback-20260219-180304 | Zephyr ✅ | ✅ completed | 02-19-2026 10:04:00 | workflow.css, compose-idea-modal.js, tests/test_workflow_view.py | - |
| TASK-542 | Bug Fix | Compose idea deliverables use bare filenames instead of full relative paths; file named idea.md not new idea.md. Feedback-20260219-174743 | Zephyr ✅ | ✅ completed | 02-19-2026 09:56:00 | src/x_ipe/static/js/features/compose-idea-modal.js, tests/test_compose_idea_modal.py | - |
| TASK-541 | Bug Fix | Idea tree scrollbar lost after Workflow→Free mode switch: init.js clears content-body class. Feedback-20260219-173237 | Zephyr ✅ | ✅ completed | 02-19-2026 09:35:00 | src/x_ipe/static/js/init.js, tests/test_workflow_view.py | - |
| TASK-540 | Bug Fix | UIUX Feedback screenshot freezes on complex pages (ideation #workplace-tree): replace per-element getComputedStyle loop with stylesheet-level CSS inlining in SVG foreignObject capture. Feedback-20260219-171622 | Ember ✅ | ✅ completed | 02-19-2026 09:18:00 | src/x_ipe/static/js/uiux-feedback.js | - |
| TASK-451 | Bug Fix | Fix 2 UIUX toolbar bugs: (1) button polling condition prevents re-enabling xb-proc buttons, (2) SKILL.md missing explicit button re-enable after analyze/generate | Cipher ✅ | ✅ completed | 02-15-2026 03:27:00 | xipe-toolbar-mockup.js, toolbar.min.js, SKILL.md, tests/test_uiux_reference_toolbar.py | - |
| TASK-452 | UIUX Reference | Execute UIUX reference workflow on https://www.baidu.com — save to idea folder 209. Baidu-Reference-v5 | Sage ✅ | ✅ completed | 02-15-2026 03:58:00 | mockup-v1.html, ref-session-001.json, comp-001.png | - |
| TASK-453 | Lesson Learned | Capture 4 feedback items for x-ipe-tool-uiux-reference: bounding box scope, 99% validation, analyze-phase data save, uiux-references folder structure template | Sage ✅ | ✅ completed | 02-15-2026 04:20:00 | x-ipe-docs/skill-meta/x-ipe-tool-uiux-reference/x-ipe-meta-lesson-learned.md (LL-008..LL-011) | - |
| TASK-454 | Code Implementation | Extend save_uiux_reference: structured folder output (screenshots, page-element-references/resources, summarized-uiux-reference.md, mimic-strategy.md) | Sage ✅ | ✅ completed | 02-15-2026 04:30:00 | uiux_reference_service.py, app_agent_interaction.py, test_uiux_reference.py (60 pass) | - |
| TASK-455 | Change Request | CR for UIUX Reference workflow improvements based on LL-008..LL-011 (bounding box scope, 99% validation, analyze-phase persistence, structured folder + 6-dimension rubric) | Sage ✅ | ✅ completed | 02-15-2026 04:35:00 | FEATURE-030-B-MOCKUP/CR-002.md, FEATURE-033/CR-001.md | Feature Refinement |
| TASK-456 | Feature Refinement | Update x-ipe-tool-uiux-reference SKILL.md per CR-002 (6-dim rubric, scope enforcement, analyze persistence, 99% validation, 1% tolerance) | Sage ✅ | ✅ completed | 02-15-2026 04:40:00 | .github/skills/x-ipe-tool-uiux-reference/SKILL.md (v2.2) | - |
| TASK-457 | Ideation | Refine idea 023: CR-Compose Idea in Workflow — modal compose/link idea in workflow action | Flux ✅ | ✅ completed | 02-18-2026 07:40:00 | x-ipe-docs/ideas/023. CR-Compose Idea in Workflow/idea-summary-v2.md | Idea Mockup |
| TASK-458 | Skill Update | Update ideation skill step 8: critique feedback updates draft in-place instead of creating new file | Flux ✅ | ✅ completed | 02-18-2026 08:08:00 | .github/skills/x-ipe-task-based-ideation-v2/SKILL.md | - |
| TASK-459 | Idea Mockup | IDEA-023: Create visual mockup of Compose Idea modal (Create New + Link Existing modes) | Flux ✅ | ✅ completed | 02-19-2026 11:30:00 | mockups/compose-idea-modal-v1.html, idea-summary-v2.md (v2.1) | Requirement Gathering |
| TASK-460 | Requirement Gathering | EPIC-037: Compose Idea Modal — gather requirements from IDEA-023 for workflow compose/link idea feature | Flux ✅ | ✅ completed | 02-19-2026 03:44:00 | requirement-details-part-10.md, EPIC-037/mockups/ | Feature Breakdown |
| TASK-461 | Feature Breakdown | EPIC-037: Break down Compose Idea Modal into features (FEATURE-037-A, FEATURE-037-B) | Flux ✅ | ✅ completed | 02-19-2026 04:34:00 | requirement-details-part-10.md, features.md | Feature Refinement |
| TASK-462 | Feature Refinement | FEATURE-037-A: Compose Idea Modal — Create New specification | Flux ✅ | ✅ completed | 02-19-2026 04:39:00 | EPIC-037/FEATURE-037-A/specification.md | Technical Design |
| TASK-463 | Technical Design | FEATURE-037-A: Compose Idea Modal — Create New technical design | Flux ✅ | ✅ completed | 02-19-2026 05:35:00 | EPIC-037/FEATURE-037-A/technical-design.md | Code Implementation |
| TASK-464 | Test Generation | FEATURE-037-A: Compose Idea Modal — Create New TDD test suite | Flux ✅ | ✅ completed | 02-19-2026 05:50:00 | tests/test_compose_idea_modal.py | Code Implementation |
| TASK-465 | Code Implementation | FEATURE-037-A: Compose Idea Modal — Create New implementation | Flux ✅ | ✅ completed | 02-19-2026 06:30:00 | compose-idea-modal.js, compose-idea-modal.css, workplace.js, workflow-stage.js, ideas_service.py, base.html | Feature Acceptance Test |
| TASK-538 | Feature Acceptance Test | FEATURE-037-A: Compose Idea Modal — browser-based acceptance testing | Flux ✅ | ✅ completed | 02-19-2026 08:06:00 | EPIC-037/FEATURE-037-A/acceptance-test-cases.md | Feature Closing |
| TASK-539 | Bug Fix | Compose Idea Modal not loading: compose-idea-modal.js missing from rendered HTML due to Flask template cache (TEMPLATES_AUTO_RELOAD=False). Feedback-20260219-162148 | Quill ✅ | ✅ completed | 02-19-2026 08:39:00 | src/x_ipe/config.py, tests/test_compose_idea_modal.py | - |
| TASK-406 | Bug Fix | Auto-prepend https:// to URL input when no protocol prefix (Feedback-20260213-204638) | Flux ✅ | ✅ completed | 02-13-2026 12:48:00 | src/x_ipe/static/js/features/uiux-reference-tab.js, tests/test_uiux_reference_tab.py | - |
| TASK-407 | Bug Fix | Fix upgrade cmd missing mcp_format param + add x-ipe MCP server to ~/.copilot/mcp-config.json | Spark ✅ | ✅ completed | 02-13-2026 12:58:00 | src/x_ipe/cli/main.py, ~/.copilot/mcp-config.json | - |
| TASK-408 | Feature Refinement | FEATURE-030-B: UIUX Reference Agent Skill & Toolbar — Create specification | Sage ✅ | ✅ completed | 02-13-2026 12:55:00 | x-ipe-docs/requirements/FEATURE-030-B/specification.md | Technical Design |
| TASK-409 | Technical Design | FEATURE-030-B: UIUX Reference Agent Skill & Toolbar — Create technical design | Sage ✅ | ✅ completed | 02-13-2026 13:45:00 | x-ipe-docs/requirements/FEATURE-030-B/technical-design.md | Code Implementation |
| TASK-410 | Test Generation | FEATURE-030-B: UIUX Reference Agent Skill & Toolbar — Generate test suite | Sage ✅ | ✅ completed | 02-13-2026 15:10:00 | tests/test_uiux_reference_toolbar.py | Code Implementation |
| TASK-411 | Code Implementation | FEATURE-030-B: UIUX Reference Agent Skill & Toolbar — Implement skill + toolbar | Sage ✅ | ✅ completed | 02-13-2026 15:20:00 | src/x_ipe/static/js/injected/xipe-toolbar.js, .github/skills/x-ipe-tool-uiux-reference/SKILL.md | Feature Acceptance Test |
| TASK-412 | Feature Acceptance Test | FEATURE-030-B: UIUX Reference Agent Skill & Toolbar — Acceptance test injected toolbar | Sage ✅ | ✅ completed | 02-13-2026 16:00:00 | x-ipe-docs/requirements/FEATURE-030-B/acceptance-test-cases.md | Feature Closing |
| TASK-413 | Bug Fix | Fix console session instability when multiple browser tabs connect to same server (Feedback-20260213-234829) | Zephyr ✅ | ✅ completed | 02-13-2026 15:55:00 | src/x_ipe/handlers/terminal_handlers.py, src/x_ipe/services/terminal_service.py, src/x_ipe/static/js/terminal.js, tests/test_terminal.py | - |
| TASK-414 | Bug Fix | Console terminal forces scroll-to-bottom during output, ignoring user scroll-up (Feedback-20260213-235226) | Ember ✅ | ✅ completed | 02-13-2026 16:05:00 | src/x_ipe/static/js/terminal.js, tests/test_terminal.py | - |
| TASK-415 | Bug Fix | Session preview stays visible when hovering on preview window instead of dismissing on session bar mouseleave (Feedback-20260214-000335) | Drift ✅ | ✅ completed | 02-13-2026 16:05:00 | src/x_ipe/static/js/terminal.js, tests/test_terminal.py | - |
| TASK-416 | Change Request | CR-001: FEATURE-030-B toolbar improvements — eyedropper cursor, expandable color/element lists, screenshot accuracy, post-send reset | Nova ✅ | ✅ completed | 02-13-2026 16:45:00 | x-ipe-docs/requirements/FEATURE-030-B/CR-001.md, x-ipe-docs/requirements/FEATURE-030-B/specification.md | Feature Refinement |
| TASK-417 | Feature Refinement | FEATURE-030-B v1.1: Update specification and mockup for CR-001 (eyedropper, color/element lists, screenshot fix, post-send reset) | Nova ✅ | ✅ completed | 02-13-2026 17:15:00 | x-ipe-docs/requirements/FEATURE-030-B/specification.md, x-ipe-docs/requirements/FEATURE-030-B/mockups/injected-toolbar-v3.html | Technical Design |
| TASK-418 | Technical Design | FEATURE-030-B v1.1: Update technical design for CR-001 enhancements (eyedropper cursor, expandable lists, hover-highlight, screenshot accuracy, post-send reset) | Nova ✅ | ✅ completed | 02-14-2026 03:35:00 | x-ipe-docs/requirements/FEATURE-030-B/technical-design.md | Test Generation |
| TASK-419 | Test Generation | FEATURE-030-B v1.1: Generate tests for CR-001 enhancements (eyedropper cursor, expandable lists, hover-highlight, screenshot accuracy, post-send reset) | Nova ✅ | ✅ completed | 02-14-2026 03:50:00 | tests/test_uiux_reference_toolbar.py | Code Implementation |
| TASK-420 | Code Implementation | FEATURE-030-B v1.1: Implement CR-001 enhancements in toolbar IIFE (eyedropper cursor, expandable lists, hover-highlight, screenshot accuracy, post-send reset) | Nova ✅ | ✅ completed | 02-14-2026 03:55:00 | 02-14-2026 04:30:00 | Feature Acceptance Test |
| TASK-421 | Feature Acceptance Test | FEATURE-030-B v1.1: Acceptance test CR-001 toolbar enhancements — inject toolbar, verify eyedropper cursor, color/element lists, hover highlights, post-send reset | Nova ✅ | ✅ completed | 02-14-2026 04:35:00 | x-ipe-docs/requirements/FEATURE-030-B/acceptance-test-cases.md | Feature Closing |
| TASK-422 | Feature Closing | FEATURE-030-B v1.1: Close CR-001 — commit all changes, update task board | Nova ✅ | ✅ completed | 02-14-2026 04:50:00 | commit c83c8ec | - |
| TASK-423 | Bug Fix | Fix 3 UIUX reference bugs: (1) post-send reset clears data before agent capture, (2) eyedropper cursor overridden by page hover effects, (3) screenshots not saved to screenshots folder | Pulse ✅ | ✅ completed | 02-14-2026 04:05:00 | src/x_ipe/static/js/injected/xipe-toolbar.js, .github/skills/x-ipe-tool-uiux-reference/SKILL.md, .github/skills/x-ipe-tool-uiux-reference/references/toolbar-template.md, tests/test_uiux_reference_toolbar.py | - |
| TASK-424 | Bug Fix | Fix 2 color picker bugs: (1) z-index overlap causes wrong e.target — use elementsFromPoint, (2) image/canvas/gradient pixel colors unreadable by getComputedStyle — add canvas pixel sampling | Rune ✅ | ✅ completed | 02-14-2026 04:26:00 | src/x_ipe/static/js/injected/xipe-toolbar.js, .github/skills/x-ipe-tool-uiux-reference/references/toolbar-template.md, tests/test_uiux_reference_toolbar.py | - |
| TASK-425 | Ideation | Refine idea 019: CR-UIUX Reference — Catch Design Theme & Copy Design as Mockup toolbar features | Cipher ✅ | ✅ completed | 02-14-2026 06:30:00 | x-ipe-docs/ideas/019. CR-UIUX Reference/idea-summary-v2.md | Idea Mockup |
| TASK-426 | Idea Mockup | IDEA-019: Create toolbar mockup for CR-UIUX Reference (Catch Design Theme + Copy Design as Mockup) | Cipher ✅ | ✅ completed | 02-14-2026 07:25:00 | x-ipe-docs/ideas/019. CR-UIUX Reference/mockups/toolbar-v2-v1.html, idea-summary-v3.md | Requirement Gathering |
| TASK-427 | Requirement Gathering | CR for FEATURE-030-B v2.0: Two-mode wizard toolbar (Catch Design Theme + Copy Design as Mockup) from IDEA-019 | Cipher ✅ | ✅ completed | 02-14-2026 07:30:00 | x-ipe-docs/requirements/FEATURE-030-B/CR-002.md, requirement-details-part-8.md | Feature Breakdown |
| TASK-428 | Feature Breakdown | FEATURE-030-B v2.0: Break CR-002 into sub-features for toolbar redesign | Cipher ✅ | ✅ completed | 02-14-2026 07:35:00 | features.md, requirement-details-part-8.md, requirement-details-index.md | Feature Refinement |
| TASK-429 | Feature Refinement | FEATURE-030-B v2.0: Create v2.0 specifications for 3 sub-features (shell, theme, mockup) | Cipher ✅ | ✅ completed | 02-14-2026 08:00:00 | x-ipe-docs/requirements/FEATURE-030-B/specification.md, FEATURE-030-B-THEME/specification.md, FEATURE-030-B-MOCKUP/specification.md | Technical Design |
| TASK-430 | Technical Design | FEATURE-030-B v2.0: Technical design for toolbar shell, theme mode, and mockup mode | Cipher ✅ | ✅ completed | 02-14-2026 08:15:00 | x-ipe-docs/requirements/FEATURE-030-B/technical-design.md, FEATURE-030-B-THEME/technical-design.md, FEATURE-030-B-MOCKUP/technical-design.md | Test Generation |
| TASK-431 | Test Generation | FEATURE-030-B v2.0: Generate test suite for toolbar shell, theme mode, mockup mode | Cipher ✅ | ✅ completed | 02-14-2026 08:25:00 | tests/test_uiux_reference_toolbar.py | Code Implementation |
| TASK-432 | Code Implementation | FEATURE-030-B v2.0: Implement toolbar core, theme mode, mockup mode, build script, skill update | Cipher ✅ | ✅ completed | 02-14-2026 08:45:00 | xipe-toolbar-core.js, xipe-toolbar-theme.js, xipe-toolbar-mockup.js, build.py, SKILL.md, 3x .min.js | Feature Acceptance Test |
| TASK-433 | Feature Acceptance Test | FEATURE-030-B v2.0: Inject toolbar into browser page, verify core shell + theme mode + mockup mode | Cipher ✅ | ✅ completed | 02-14-2026 09:15:00 | commit 933a80a (magnifier fix) | Feature Closing |
| TASK-434 | Feature Closing | FEATURE-030-B v2.0: Close feature, finalize docs, update changelog, push branch | Cipher ✅ | ✅ completed | 02-14-2026 09:30:00 | CHANGELOG.md, features.md, dev/Cipher branch pushed | User Manual |
| TASK-435 | Bug Fix | Console auto-scroll pause not working — viewport wheel listener & scroll-event reset race condition (regression of TASK-414) | Drift ✅ | ✅ completed | 02-14-2026 10:00:00 | src/x_ipe/static/js/terminal.js, tests/test_terminal.py | - |
| TASK-436 | Feature Acceptance Test | FEATURE-030-B-THEME + FEATURE-030-B-MOCKUP: Quick acceptance test — inject toolbar, verify theme mode + mockup mode | Spark ✅ | ✅ completed | 02-14-2026 13:15:00 | FEATURE-030-B-THEME/acceptance-test-cases.md, FEATURE-030-B-MOCKUP/acceptance-test-cases.md | Feature Closing |
| TASK-437 | Change Request | CR-001 for FEATURE-033: Add inject_script tool to MCP server for browser script injection via CDP | Bolt ❌ | ❌ reverted | 02-14-2026 15:22:00 | Reverted: CDP unavailable via DevTools MCP pipe | - |
| TASK-438 | Feature Refinement | FEATURE-033 v1.1: Update specification for inject_script tool (CR-001) | Bolt ❌ | ❌ reverted | 02-14-2026 15:25:00 | Reverted to v1.0 | - |
| TASK-439 | Technical Design | FEATURE-033 v1.1: Technical design for inject_script tool and CDP client (CR-001) | Bolt ❌ | ❌ reverted | 02-14-2026 15:30:00 | Reverted to v1.0 | - |
| TASK-440 | Test Generation | FEATURE-033 v1.1: Tests for inject_script tool and CDPClient (CR-001) | Bolt ❌ | ❌ reverted | 02-14-2026 15:35:00 | Deleted: test_inject_script.py | - |
| TASK-441 | Code Implementation | FEATURE-033 v1.1: Implement inject_script tool and CDPClient (CR-001) | Bolt ❌ | ❌ reverted | 02-14-2026 15:40:00 | Deleted: cdp_client.py, reverted app_agent_interaction.py | - |
| TASK-442 | Feature Acceptance Test | FEATURE-033 v1.1: Acceptance test for inject_script (CR-001) | Bolt ❌ | ❌ reverted | 02-14-2026 15:45:00 | Tests deleted with implementation | - |
| TASK-443 | Skill Update | Update x-ipe-tool-uiux-reference SKILL.md to use inject_script + toolbar.min.js | Bolt ❌ | ❌ reverted | 02-14-2026 15:50:00 | SKILL.md updated: direct evaluate_script only | - |
| TASK-444 | Revert | Revert FEATURE-033 CR-001 + clean UIUX reference skill: remove inject_script/CDPClient, use evaluate_script only | Zephyr ✅ | ✅ completed | 02-14-2026 16:30:00 | specification.md, technical-design.md, SKILL.md, app_agent_interaction.py, uiux_reference_routes.py | - |
| TASK-445 | Change Request | CR-001 for FEATURE-030-B-MOCKUP: Mockup analysis button lifecycle, screenshot validation, agent auto-collection, decoupled analyze/generate | Zephyr ✅ | ✅ completed | 02-14-2026 16:45:00 | x-ipe-docs/requirements/FEATURE-030-B-MOCKUP/CR-001.md | Feature Refinement |
| TASK-446 | Feature Refinement | FEATURE-030-B-MOCKUP v2.1: Update specification for CR-001 (button lifecycle, screenshot validation, decoupled analyze/generate, agent auto-collection) | Zephyr ✅ | ✅ completed | 02-14-2026 16:55:00 | x-ipe-docs/requirements/FEATURE-030-B-MOCKUP/specification.md | Technical Design |
| TASK-447 | Technical Design | FEATURE-030-B-MOCKUP v2.1: Technical design for CR-001 (button lifecycle, screenshot validation, decoupled analyze/generate, agent auto-collection) | Zephyr ✅ | ✅ completed | 02-14-2026 17:05:00 | x-ipe-docs/requirements/FEATURE-030-B-MOCKUP/technical-design.md | Test Generation |
| TASK-448 | Test Generation | FEATURE-030-B-MOCKUP v2.1: Generate tests for CR-001 (button lifecycle, screenshot validation, decoupled analyze/generate, agent auto-collection) | Zephyr ✅ | ✅ completed | 02-14-2026 17:15:00 | tests/test_uiux_reference_toolbar.py | Code Implementation |
| TASK-449 | Code Implementation | FEATURE-030-B-MOCKUP v2.1: Implement CR-001 (button lifecycle, screenshot validation, decoupled analyze/generate, agent auto-collection) | Zephyr ✅ | ✅ completed | 02-14-2026 17:20:00 | xipe-toolbar-core.js, xipe-toolbar-mockup.js, SKILL.md, toolbar.min.js | Feature Acceptance Test |
| TASK-450 | Code Refactor | Refactor terminal.js — clean rewrite for stability, preserving all 34 features (FEATURE-005, 029-A/B/C, 021, TASK-413/414/415/435) | Spark ✅ | ✅ completed | 02-15-2026 03:15:00 | src/x_ipe/static/js/terminal.js | - |

---

## Completed Tasks

| Task ID | Task | Description | Role | Last Updated | Output Links | Notes |
|---------|-----------|-------------|------|--------------|--------------|-------|
| | | *See [task-board-archive-1.md](task-board-archive-1.md) for all completed tasks (405 total)* | | | | |

---

## Cancelled Tasks

| Task ID | Task | Description | Reason | Last Updated | Output Links |
|---------|-----------|-------------|--------|--------------|--------------|
| TASK-042 | Human Playground | Interactive testing for FEATURE-003: Content Editor | No longer needed | 01-23-2026 04:52:00 | - |
| TASK-032 | Human Playground | Create interactive playground for FEATURE-005: Interactive Console | No longer needed | 01-23-2026 04:52:00 | - |

---

## Status Legend

| Status | Symbol | Description |
|--------|--------|-------------|
| pending | ⏳ | Waiting to start |
| in_progress | 🔄 | Working |
| blocked | 🚫 | Waiting for dependency |
| deferred | ⏸️ | Paused by human |
| completed | ✅ | Done |
| cancelled | ❌ | Stopped |

---

## Task-Based Skills Quick Reference

| Task | Skill | Default Next |
|-----------|-------|--------------|
| Requirement Gathering | x-ipe-task-based-requirement-gathering | Feature Breakdown |
| Feature Breakdown | x-ipe-task-based-feature-breakdown | Technical Design |
| Technical Design | x-ipe-task-based-technical-design | Test Generation |
| Test Generation | x-ipe-task-based-test-generation | Code Implementation |
| Code Implementation | x-ipe-task-based-code-implementation | Feature Acceptance Test |
| Feature Acceptance Test | x-ipe-task-based-feature-acceptance-test | Feature Closing |
| Human Playground | x-ipe-task-based-human-playground | Feature Closing |
| Feature Closing | x-ipe-task-based-feature-closing | - |
| Code Refactor | x-ipe-task-based-code-refactor | - |
| Project Initialization | x-ipe-task-based-project-init | Dev Environment Setup |
| Dev Environment Setup | x-ipe-task-based-dev-environment | - |

---

## Quick Stats

- **Total Active:** 41
- **In Progress:** 0
- **Pending:** 0
- **Deferred:** 0
- **Completed (archived):** 447
- **Reverted:** 8
- **Pending Review:** 0
- **Blocked:** 0

---

| TASK-457 | UIUX Reference | Execute UIUX reference workflow on https://github.com/ — save to idea folder 210. Github-Reference-v6 | Nova ✅ | ✅ completed | 02-15-2026 04:50:00 | mockup-v1.html, ref-session-001.json, ref-session-002.json, comp-001.png | - |

| TASK-458 | Lesson Learned | Capture 4 feedback items for x-ipe-tool-uiux-reference: structured folder output, area-based selection, exact-area screenshots, resource auto-download | Nova ✅ | ✅ completed | 02-15-2026 04:58:00 | x-ipe-docs/skill-meta/x-ipe-tool-uiux-reference/x-ipe-meta-lesson-learned.md (LL-012..LL-015) | - |

| TASK-459 | Code Refactor | Rename "component"→"area" and "comp-"→"area-" throughout UIUX reference skill, toolbar source, and service | Nova ✅ | ✅ completed | 02-15-2026 05:05:00 | xipe-toolbar-core.js, xipe-toolbar-mockup.js, SKILL.md, uiux_reference_service.py, toolbar.min.js, toolbar-core.min.js, toolbar-mockup.min.js, test_uiux_reference_toolbar.py | - |
| TASK-460 | Change Request | CR for FEATURE-030-B-MOCKUP: area semantics (snap as anchor, discover all elements), exact area screenshots, structured folder output, resource auto-download (from LL-012..LL-015) | Nova ✅ | ✅ completed | 02-15-2026 05:08:00 | FEATURE-030-B-MOCKUP/CR-003.md, specification.md (v2.3) | Feature Refinement |
| TASK-461 | Feature Refinement | FEATURE-030-B-MOCKUP v2.3: Update specification with area semantics, exact screenshots, structured output, resource auto-download (CR-003) | Nova ✅ | ✅ completed | 02-15-2026 06:26:00 | FEATURE-030-B-MOCKUP/specification.md (v2.3) | Technical Design |
| TASK-462 | Technical Design | FEATURE-030-B-MOCKUP v2.3: Technical design for area element discovery, exact screenshots, resource download, structured output (CR-003) | Nova ✅ | ✅ completed | 02-15-2026 06:28:00 | FEATURE-030-B-MOCKUP/technical-design.md (v2.3) | Test Generation |
| TASK-463 | Test Generation | FEATURE-030-B-MOCKUP v2.3: Generate tests for area element discovery, exact screenshots, resource download, structured output (CR-003) | Nova ✅ | ✅ completed | 02-15-2026 06:32:00 | tests/test_uiux_reference_toolbar.py | Code Implementation |
| TASK-464 | Code Implementation | FEATURE-030-B-MOCKUP v2.3: Update SKILL.md with area element discovery, exact screenshots, resource download, structured output (CR-003) | Nova ✅ | ✅ completed | 02-15-2026 06:45:00 | .github/skills/x-ipe-tool-uiux-reference/SKILL.md (v2.3) | Feature Acceptance Test |
| TASK-465 | Feature Acceptance Test | FEATURE-030-B-MOCKUP v2.3: Acceptance test — v2.3 changes are agent procedure (SKILL.md), validated by 173 static tests. No UI changes to test. | Nova ✅ | ✅ completed | 02-15-2026 06:58:00 | N/A — backend/skill changes only | Feature Closing |
| TASK-466 | UIUX Reference | Execute UIUX reference workflow on https://github.com — save to idea folder 211. Github-Reference-v7 | Spark ✅ | ✅ completed | 02-15-2026 06:55:00 | mockup-v1.html, ref-session-001.json, ref-session-002.json, mimic-strategy.md | - |
| TASK-467 | Bug Fix | Fix 4 UIUX reference skill bugs: (1) full-page screenshot should be viewport, (2) area screenshot must crop to bounding box, (3) mockup must include ALL elements in bounding box not just snap element, (4) area selector must be dynamic from bounding box not snap element | Spark ✅ | ✅ completed | 02-15-2026 07:30:00 | SKILL.md, xipe-toolbar-mockup.js, toolbar.min.js, test_uiux_reference_toolbar.py | - |

## Global Settings

```yaml
auto_proceed: true  # Change to false for manual control
```
| TASK-468 | UIUX Reference | Execute UIUX reference workflow on https://github.com — save to idea folder 211. Github-Reference-v7 | Flux ✅ | ✅ completed | 02-15-2026 07:28:00 | mockup-v1.html, ref-session-001.json, ref-session-002.json, mimic-strategy.md | - |
| TASK-469 | Bug Fix | Fix 2 toolbar area list display bugs: (1) badge shows snap_tag instead of area.id, (2) secondary text shows full CSS selector path instead of tag name | Flux ✅ | ✅ completed | 02-15-2026 07:42:00 | toolbar.min.js (3 edits: areaRows, renderInstr, capture/mkOverlay) | - |
| TASK-470 | Change Request | Refactor analysis output: (1) single referenced-elements.json replaces reference-data.json + sessions, (2) element structure with semantic name/purpose/relationships/mimic_tips, (3) relationship-aware summarized-uiux-reference.md and resource downloads | Flux ✅ | ✅ completed | 02-15-2026 07:55:00 | SKILL.md (v3.0), uiux_reference_service.py, test_uiux_reference.py, examples.md | - |
| TASK-471 | Bug Fix | Fix 2 toolbar bugs: (1) remove tag name from area list display, (2) fix resize handles — bounding_box not updating due to wrong variable reference | Flux ✅ | ✅ completed | 02-15-2026 09:15:00 | toolbar.min.js, toolbar.compressed.json | - |
| TASK-473 | Skill Update | Optimize x-ipe-tool-uiux-reference: precompress toolbar (25K→9K, 6 calls→2), reduce SKILL.md (596→359 lines), externalize code-snippets + data-schema to references | Flux ✅ | ✅ completed | 02-15-2026 09:20:00 | SKILL.md, toolbar.compressed.json, code-snippets.md, data-schema.md, examples.md | - |
| TASK-472 | Skill Update | Reflect on x-ipe-tool-uiux-reference candidate vs skill-meta, fix gaps, generate test-cases.yaml (45 TCs) | Quill ✅ | ✅ completed | 02-15-2026 09:00:00 | candidate/SKILL.md, candidate/references/examples.md, test-cases.yaml | - |
| TASK-474 | Bug Fix | Fix 2 toolbar bugs after optimization: (1) Select Area button not toggling off after capture, (2) Analyze/Generate buttons disappearing when clicking area rows in steps 3/4. Root cause: interactive area list C() rebuilt entire step UI. Fix: added R() read-only area summary for steps 3/4, snap toggle-off after captureArea. 11 new tests added. | Flux ✅ | ✅ completed | 02-15-2026 12:30:00 | xipe-toolbar-mockup.js, toolbar.min.js, test_uiux_reference_toolbar.py | - |
| TASK-475 | UIUX Reference | Execute UIUX reference workflow on https://github.com — save to idea folder 206. Github-Reference-v2 | Spark | 🔄 in_progress | 02-15-2026 10:35:00 | - | - |
| TASK-476 | UIUX Reference | Execute UIUX reference workflow on https://github.com — save to idea folder 205. Github-Reference | Flux ✅ | ✅ completed | 02-15-2026 12:36:00 | mockup-v1.html, referenced-elements.json, summarized-uiux-reference.md, mimic-strategy.md, area-1.png | - |
| TASK-477 | Skill Update | Update x-ipe-tool-uiux-reference: auto-poll every 10s for 10min after inject/re-enable, then fallback to manual "poll" | Flux ✅ | ✅ completed | 02-15-2026 12:42:00 | .github/skills/x-ipe-tool-uiux-reference/SKILL.md (steps 5, 7, 11) | - |
| TASK-478 | Skill Update | Update x-ipe-tool-uiux-reference mimic_tips format: structured two-part template (to_element_itself + to_relevant_elements) | Flux ✅ | ✅ completed | 02-15-2026 12:50:00 | SKILL.md (step 4c), data-schema.md (field desc + examples) | - |
| TASK-479 | Skill Update | Rewrite x-ipe-tool-uiux-reference step 10c-f: sub-agent critique loop with 100% pixel-match validation | Flux ✅ | ✅ completed | 02-15-2026 13:08:00 | SKILL.md (step 10c-g, constraints) | - |
| TASK-480 | Skill Update | Sync x-ipe-tool-uiux-reference candidate with live SKILL.md + enforce candidate-first workflow in skill-creator + instruction.md (zh+en) | Flux ✅ | ✅ completed | 02-15-2026 13:12:00 | candidate/ synced, skill-creator SKILL.md, copilot-instructions (en+zh+.github) | - |
| TASK-481 | Bug Fix | Delete icon in session list doesn't destroy backend session — causes orphaned sessions (Feedback-20260215-211648) | Ember ✅ | ✅ completed | 02-15-2026 13:20:00 | src/x_ipe/static/js/terminal.js, tests/test_terminal.py | - |
| TASK-482 | UIUX Reference | Execute UIUX reference workflow on https://github.com — save to idea folder 206. Github-Reference-v3 | Flux ✅ | ✅ completed | 02-15-2026 13:45:00 | mockup-v1.html, referenced-elements.json, summarized-uiux-reference.md, mimic-strategy.md, area-1.png | - |
| TASK-483 | UIUX Reference | Execute UIUX reference workflow on https://google.com — save to idea folder 207. Google-Reference-v1 | Flux 🔄 | 🔄 in_progress | 02-15-2026 13:57:00 | - | - |
| TASK-484 | UIUX Reference | Execute UIUX reference workflow on https://google.com — save to idea folder 207. Google-Reference | Ember ✅ | ✅ completed | 02-15-2026 14:25:00 | referenced-elements.json, summarized-uiux-reference.md, mimic-strategy.md, area-1.png | - |
| TASK-485 | UIUX Reference | Execute UIUX reference workflow on https://www.bilibili.com/ — save to idea folder 210. Bilibili-Reference-v1 | Bolt | 🔄 in_progress | 02-16-2026 02:58:00 | - | - |
| TASK-486 | UIUX Reference | Execute UIUX reference workflow on https://app.diagrams.net/ — save to idea folder 021. Feature-Engineering-Workflow | Zephyr 🔄 | 🔄 in_progress | 02-16-2026 06:35:00 | - | - |
| TASK-487 | UIUX Reference | Execute UIUX reference workflow on https://app.diagrams.net/ — save to idea folder 021. Feature-Engineering-Workflow | Onyx ✅ | ✅ completed | 02-16-2026 06:50:00 | mockup-v1.html, referenced-elements.json, summarized-uiux-reference.md, mimic-strategy.md, area-1.png | - |
| TASK-488 | UIUX Reference | Execute UIUX reference workflow on https://app.diagrams.net/ — save to idea folder 021. Feature-Engineering-Workflow | Drift ✅ | ✅ completed | 02-16-2026 07:50:00 | mockup-v1.html, referenced-elements.json, summarized-uiux-reference.md, mimic-strategy.md, area-1.png | - |
| TASK-489 | Ideation | Refine idea 021: Feature-Engineering-Workflow — centralized workflow view for project value delivery from ideation to feedback | Spark ✅ | ✅ completed | 02-16-2026 08:13:00 | x-ipe-docs/ideas/021. Feature-Engineering-Workflow/idea-summary-v2.md | Idea Mockup |
| TASK-490 | Idea Mockup | IDEA-021: Create workflow view mockup for Engineering Workflow (panels, stage ribbon, feature lanes, action states) | Spark 🔄 | 🔄 in_progress | 02-16-2026 08:48:00 | - | Requirement Gathering |
| TASK-491 | Bug Fix | Fix 2 UIUX feedback bugs: (1) screenshot capture should use iframe element screenshot instead of html2canvas DOM parsing, (2) previously submitted feedback entries don't load their screenshots (Feedback-20260216-171908) | Sage ✅ | ✅ completed | 02-16-2026 09:25:00 | uiux-feedback.js, uiux_feedback_service.py, uiux_feedback_routes.py, test_uiux_feedback_storage.py | - |
| TASK-492 | Idea Mockup | Update workflow-view-v1.html mockup + idea-summary-v3.md: add feature dependency arrows and parallel run indicators in feature lanes (Feedback-20260217-170833) | Cipher ✅ | ✅ completed | 02-17-2026 09:11:00 | workflow-view-v1.html, idea-summary-v3.md | - |
| TASK-493 | Requirement Gathering | EPIC-036: Engineering Workflow — gather and document requirements for centralized workflow view from ideation to feedback | Cipher ✅ | ✅ completed | 02-17-2026 09:17:00 | requirement-details-part-9.md (EPIC-036), EPIC-036/mockups/, requirement-details-index.md | Feature Breakdown |
| TASK-494 | Feature Breakdown | EPIC-036: Engineering Workflow — break requirements into features | Cipher ✅ | ✅ completed | 02-17-2026 12:07:00 | requirement-details-part-9.md (FEATURE-036-A to E), features.md | Feature Refinement |
| TASK-511 | Feature Refinement | FEATURE-036-A: Workflow Manager & State Persistence — create specification | Cipher ✅ | ✅ completed | 02-17-2026 12:25:00 | EPIC-036/FEATURE-036-A/specification.md | Technical Design |
| TASK-512 | Technical Design | FEATURE-036-A: Workflow Manager & State Persistence — create technical design | Cipher ✅ | ✅ completed | 02-17-2026 12:30:00 | EPIC-036/FEATURE-036-A/technical-design.md | Code Implementation |
| TASK-513 | Test Generation | FEATURE-036-A: Workflow Manager & State Persistence — generate TDD test suite | Cipher ✅ | ✅ completed | 02-17-2026 12:35:00 | tests/test_workflow_manager.py (53 tests, all fail) | Code Implementation |
| TASK-514 | Code Implementation | FEATURE-036-A: Workflow Manager & State Persistence — implement service, routes, MCP tools | Cipher ✅ | ✅ completed | 02-17-2026 12:40:00 | service, routes, app.py, MCP (54/54 tests pass) | Feature Acceptance Test |
| TASK-515 | Feature Closing | FEATURE-036-A: Workflow Manager & State Persistence — finalize, changelog, push | Cipher ✅ | ✅ completed | 02-17-2026 12:45:00 | commit 9bb96df, CHANGELOG.md | User Manual |
| TASK-516 | Feature Refinement | FEATURE-036-B: Workflow View Shell & CRUD — create specification | Cipher ✅ | ✅ completed | 02-17-2026 12:42:00 | specification.md | Technical Design |
| TASK-517 | Technical Design | FEATURE-036-B: Workflow View Shell & CRUD — design frontend module | Cipher ✅ | ✅ completed | 02-17-2026 12:43:00 | technical-design.md | Test Generation |
| TASK-518 | Test Generation | FEATURE-036-B: Workflow View Shell & CRUD — write frontend tests | Cipher ✅ | ✅ completed | 02-17-2026 12:44:00 | test_workflow_view.py (18 tests, 12 fail) | Code Implementation |
| TASK-519 | Code Implementation | FEATURE-036-B: Workflow View Shell & CRUD — implement frontend | Cipher ✅ | ✅ completed | 02-17-2026 12:45:00 | workflow.js, workflow.css, index.html, init.js (72/72 pass) | Feature Acceptance Test |
| TASK-520 | Feature Acceptance Test | FEATURE-036-B: Workflow View Shell & CRUD — browser acceptance tests (Chrome DevTools MCP) | Spark ✅ | ✅ completed | 02-17-2026 13:21:00 | acceptance-test-cases.md (17/17 pass, 100%) | Feature Closing |
| TASK-521 | Feature Closing | FEATURE-036-B: Workflow View Shell & CRUD — finalize and commit | Cipher ✅ | ✅ completed | 02-17-2026 12:47:00 | - | - | | 02-17-2026 12:46:00 | - | Feature Closing | | 02-17-2026 12:45:00 | - | Feature Acceptance Test | | 02-17-2026 12:44:00 | - | Code Implementation | | 02-17-2026 12:43:00 | - | Test Generation | | 02-17-2026 12:42:00 | - | Technical Design |
| TASK-522 | Feature Refinement | FEATURE-036-C: Stage Ribbon & Action Execution — create specification | Spark ✅ | ✅ completed | 02-17-2026 13:57:00 | specification.md | Technical Design |
| TASK-523 | Technical Design | FEATURE-036-C: Stage Ribbon & Action Execution — create technical design | Spark ✅ | ✅ completed | 02-17-2026 13:57:00 | technical-design.md | Test Generation |
| TASK-524 | Test Generation | FEATURE-036-C: Stage Ribbon & Action Execution — generate test suite | Spark ✅ | ✅ completed | 02-17-2026 13:58:00 | test_workflow_stage.py | Code Implementation |
| TASK-525 | Code Implementation | FEATURE-036-C: Stage Ribbon & Action Execution — implement feature | Spark ✅ | ✅ completed | 02-17-2026 14:00:00 | workflow-stage.js, workflow.js, workflow.css, base.html | Feature Acceptance Test |
| TASK-526 | Feature Acceptance Test | FEATURE-036-C: Stage Ribbon & Action Execution — browser acceptance tests | Spark ✅ | ✅ completed | 02-17-2026 14:10:00 | acceptance-test-cases.md | Feature Closing |
| TASK-527 | Feature Refinement | FEATURE-036-D: Feature Lanes & Dependencies — create specification | Spark ✅ | ✅ completed | 02-17-2026 14:55:00 | specification.md | Technical Design |
| TASK-528 | Technical Design | FEATURE-036-D: Feature Lanes & Dependencies — technical design | Spark ✅ | ✅ completed | 02-17-2026 15:05:00 | technical-design.md | Test Generation |
| TASK-529 | Test Generation | FEATURE-036-D: Feature Lanes & Dependencies — create tests | Spark ✅ | ✅ completed | 02-17-2026 15:10:00 | test_workflow_feature_lanes.py (26 fail, 8 pass) | Code Implementation |
| TASK-530 | Code Implementation | FEATURE-036-D: Feature Lanes & Dependencies — implement code | Spark ✅ | ✅ completed | 02-17-2026 15:20:00 | workflow-stage.js, workflow.css, test_workflow_feature_lanes.py (61/61 pass) | Feature Acceptance Test |
| TASK-531 | Feature Acceptance Test | FEATURE-036-D: Feature Lanes & Dependencies — browser acceptance tests | Spark ✅ | ✅ completed | 02-17-2026 15:25:00 | acceptance-test-cases.md (12/12 pass) | Feature Closing |
| TASK-532 | Feature Refinement | FEATURE-036-E: Deliverables, Polling & Lifecycle — create specification | Spark ✅ | ✅ completed | 02-17-2026 15:15:00 | specification.md | Technical Design |
| TASK-533 | Technical Design | FEATURE-036-E: Deliverables, Polling & Lifecycle — technical design | Spark ✅ | ✅ completed | 02-17-2026 15:15:00 | technical-design.md | Test Generation |
| TASK-534 | Test Generation | FEATURE-036-E: Deliverables, Polling & Lifecycle — TDD tests | Spark ✅ | ✅ completed | 02-17-2026 15:20:00 | test_workflow_deliverables.py (40 tests: 39F 1P) | Code Implementation |
| TASK-535 | Code Implementation | FEATURE-036-E: Deliverables, Polling & Lifecycle — implement | Spark ✅ | ✅ completed | 02-17-2026 15:25:00 | 101 tests pass | Acceptance Testing |
| TASK-536 | Acceptance Testing | FEATURE-036-E: Deliverables, Polling & Lifecycle — browser tests | Spark ✅ | ✅ completed | 02-17-2026 15:35:00 | 10/10 pass (100%) | Feature Closing |
| TASK-494 | Ideation | Refine idea 022: CR-Introduce Epic — add Epic layer above Features in requirement management workflow | Quill ✅ | ✅ completed | 02-17-2026 10:11:00 | x-ipe-docs/ideas/022. CR-Introduce Epic/idea-summary-v2.md | Requirement Gathering |
| TASK-495 | Requirement Gathering | IDEA-022: CR-Introduce Epic — document requirements for Epic layer in requirement management workflow | Quill ✅ | ✅ completed | 02-17-2026 10:48:00 | requirement-details-part-9.md (CR-EPIC section), requirement-details-index.md | Feature Breakdown |
| TASK-496 | Feature Breakdown | CR-EPIC: Break Epic layer requirements into features for skill updates, tracking changes, and migration | Quill ✅ | ✅ completed | 02-17-2026 10:48:00 | requirement-details-part-9.md (FEATURE-035-A to E), features.md, requirement-details-index.md | Feature Refinement |
| TASK-497 | Feature Refinement | FEATURE-035-A: Epic Core Workflow Skills — specification for requirement-gathering and feature-breakdown skill updates | Quill ✅ | ✅ completed | 02-17-2026 10:56:00 | FEATURE-035-A/specification.md | Technical Design |
| TASK-498 | Technical Design | FEATURE-035-A: Epic Core Workflow Skills — technical design for skill file edits | Quill ✅ | ✅ completed | 02-17-2026 10:56:00 | FEATURE-035-A/technical-design.md | Code Implementation |
| TASK-499 | Code Implementation | FEATURE-035-A: Epic Core Workflow Skills — update requirement-gathering and feature-breakdown SKILL.md + references | Quill ✅ | ✅ completed | 02-17-2026 11:00:00 | SKILL.md (2), references (5) | Feature Acceptance Test |
| TASK-500 | Feature Acceptance Test | FEATURE-035-A: Epic Core Workflow Skills — verify all ACs against modified skill files | Quill ✅ | ✅ completed | 02-17-2026 11:05:00 | FEATURE-035-A/acceptance-test-cases.md (14/14 PASS) | Feature Closing |
| TASK-501 | Feature Closing | FEATURE-035-A: Epic Core Workflow Skills — commit changes, update board | Quill ✅ | ✅ completed | 02-17-2026 11:10:00 | commit 4795d0e | - |
| TASK-502 | Feature Refinement | FEATURE-035-B: Feature Board Epic Tracking — specification for features.md and feature-board-management skill updates | Quill ✅ | ✅ completed | 02-17-2026 11:10:00 | FEATURE-035-B/specification.md | Technical Design |
| TASK-503 | Technical Design | FEATURE-035-B: Feature Board Epic Tracking — technical design for skill file edits | Quill ✅ | ✅ completed | 02-17-2026 11:12:00 | FEATURE-035-B/technical-design.md | Code Implementation |
| TASK-504 | Code Implementation | FEATURE-035-B: Feature Board Epic Tracking — update feature-board-management skill files | Quill ✅ | ✅ completed | 02-17-2026 11:13:00 | SKILL.md, templates/features.md, references/examples.md | Feature Acceptance Test |
| TASK-505 | Feature Acceptance Test | FEATURE-035-B: Feature Board Epic Tracking — verify all 10 ACs | Quill ✅ | ✅ completed | 02-17-2026 11:15:00 | FEATURE-035-B/acceptance-test-cases.md (10/10 PASS) | Feature Closing |
| TASK-506 | Feature Closing | FEATURE-035-B: Feature Board Epic Tracking — commit and update board | Quill ✅ | ✅ completed | 02-17-2026 11:16:00 | commit 126c2c6 | - |
| TASK-507 | Feature Refinement | FEATURE-035-C: Feature Lifecycle Skill Updates — specification | Quill ✅ | ✅ completed | 02-17-2026 11:17:00 | FEATURE-035-C/specification.md | Code Implementation |
| TASK-508 | Code Implementation | FEATURE-035-C: Feature Lifecycle Skill Updates — update paths in 12 reference files across 8 skills | Quill ✅ | ✅ completed | 02-17-2026 11:18:00 | commit bfa6b88 | - |
| TASK-509 | Code Implementation | FEATURE-035-D: Requirement-Details Epic Format — update index to EPIC ranges | Quill ✅ | ✅ completed | 02-17-2026 11:19:00 | requirement-details-index.md | Feature Closing |
| TASK-510 | Code Implementation | FEATURE-035-E: Retroactive Feature Migration — move all folders, update features.md | Quill ✅ | ✅ completed | 02-17-2026 11:20:00 | commit a59fea6 | - |
| TASK-537 | Code Implementation | FEATURE-036-B: Move workflow to left of top bar with toggle switch (workflow/free mode) | Spark ✅ | ✅ completed | 02-18-2026 03:05:00 | commit 952779d | - |
