# Phase 2: Growth Features & Integrations

**Status:** 🚀 STARTING  
**Date:** 2025-11-21  
**Duration:** Estimated 4-6 weeks  
**Goal:** Expand TraceRTM from MVP to full-featured platform

---

## Phase 2 Overview

Phase 2 builds on the solid MVP foundation (90.94% coverage, 273 tests) to add:

1. **Deferred MVP Features** (3 FRs)
2. **Advanced Views** (24 new views)
3. **Chaos Mode** (advanced features)
4. **TUI Interface** (visual terminal UI)
5. **Enhanced Agent Coordination**
6. **Plugin System**
7. **External Integrations**

---

## Deferred MVP Features (3 FRs)

### FR18: Auto-linking from Commits
**Goal:** Parse commit messages and auto-link to stories

**Implementation:**
- Git hook integration
- Commit message parser (regex patterns)
- Auto-create links based on patterns
- Support for multiple formats (#123, FEAT-456, etc.)

**Tests:** 8-10 new tests
**Estimated Effort:** 1 week

### FR80: Jira Import Adapter
**Goal:** Import projects from Jira export format

**Implementation:**
- Jira JSON export parser
- Field mapping (Jira → TraceRTM)
- Issue hierarchy mapping
- Link type conversion

**Tests:** 10-12 new tests
**Estimated Effort:** 1.5 weeks

### FR81: GitHub Import Adapter
**Goal:** Import projects from GitHub Projects export

**Implementation:**
- GitHub Projects JSON parser
- Issue → Item mapping
- PR → Link mapping
- Milestone → Epic mapping

**Tests:** 10-12 new tests
**Estimated Effort:** 1.5 weeks

---

## Advanced Views (24 New Views)

### UX Views (3)
- PERSONA: User personas and profiles
- USER_JOURNEY: User journey maps
- USER_FLOW: User flow diagrams

### Technical Views (4)
- ARCHITECTURE: System architecture
- SEQUENCE: Sequence diagrams
- STATE_MACHINE: State machines
- PSEUDOCODE: Algorithm pseudocode

### Quality Views (4)
- TEST_RESULTS: Test execution results
- COVERAGE_REPORT: Code coverage reports
- SECURITY_SCAN: Security scan results
- QUALITY_METRICS: Code quality metrics

### Operations Views (4)
- DEPLOYMENT: Deployment status
- MONITORING: System monitoring
- LOGS: Application logs
- ALERT: Alert definitions

### Additional Views (9)
- MOCKUP, DESIGN_SYSTEM, DATA_MODEL, etc.

**Tests:** 50+ new tests
**Estimated Effort:** 3-4 weeks

---

## Chaos Mode Features

**Zombie Detection:** Find orphaned/dead items
**Impact Visualization:** Show what breaks when you change X
**Temporal Snapshots:** Rewind to any point in time
**Mass Operations:** Add/cut/merge 100s of items

**Tests:** 20+ new tests
**Estimated Effort:** 2 weeks

---

## TUI Interface

**Goal:** Visual terminal UI using Textual framework

**Features:**
- Interactive dashboards
- Real-time progress visualization
- Mouse support
- Rich formatting

**Tests:** 15+ new tests
**Estimated Effort:** 3 weeks

---

## Enhanced Agent Coordination

**Features:**
- Agent performance analytics
- Task queue management
- Agent team assignments
- Conflict detection & resolution
- Agent activity dashboards

**Tests:** 20+ new tests
**Estimated Effort:** 2 weeks

---

## Plugin System

**Features:**
- Custom view plugins
- Custom link type plugins
- Export format plugins
- Query filter plugins

**Tests:** 15+ new tests
**Estimated Effort:** 2 weeks

---

## External Integrations

**GitHub/GitLab Sync:**
- Real-time sync with repositories
- Auto-link commits to stories
- PR status tracking

**Slack Notifications:**
- Project updates
- Agent activity
- Blocking issues

**VS Code Extension:**
- Quick access to items
- Inline linking
- Status updates

**Tests:** 30+ new tests
**Estimated Effort:** 4 weeks

---

## Phase 2 Timeline

| Week | Focus | Deliverables |
|------|-------|--------------|
| 1 | Deferred FRs | Auto-linking, Jira import |
| 2 | Deferred FRs | GitHub import |
| 3-4 | Advanced Views | 24 new views |
| 5 | Chaos Mode | Zombie detection, impact viz |
| 6 | TUI Interface | Basic TUI |
| 7 | Agent Coordination | Performance analytics |
| 8 | Plugin System | Plugin framework |
| 9-10 | Integrations | GitHub/GitLab, Slack |

---

## Success Criteria

- ✅ All 3 deferred FRs implemented
- ✅ 24 advanced views working
- ✅ Chaos mode features operational
- ✅ TUI interface functional
- ✅ Plugin system extensible
- ✅ External integrations working
- ✅ 90%+ code coverage maintained
- ✅ All tests passing

---

## Next Steps

1. Start with deferred MVP features (FR18, FR80, FR81)
2. Add comprehensive tests for each feature
3. Maintain 90%+ code coverage
4. Document all new features
5. Create example plugins

**Ready to begin Phase 2!** 🚀

