# TEAM LEAD STATUS SUMMARY

**Role:** claude-haiku (main context) - Master Coordinator
**Status:** 🟢 **ACTIVE MONITORING**
**Time:** T+15-45 min into 90-min Phase 5 execution
**Authority:** Full decision-making for checkpoint acknowledgments, blocker resolution, Wave 4 trigger

---

## CURRENT SITUATION

### ✅ WAVE 1: COMPLETE & DELIVERED
- **Gap 5.1:** WebGL visual regression (4 unit + 13 visual tests = 17 total)
- **Gap 5.2:** OAuth event publishing (1 publisher test, NATS integration)
- **Total:** 18 tests, 92%+ coverage
- **Status:** Committed to main (commit f2729c74d verified)
- **Team:** visual-regression-implementer (DELIVERED)

### 🟡 WAVE 2: EXECUTING (T+0 to T+60)
- **Gap 5.3** (Task #6): MSW handlers + async utilities (8 tests)
- **Gap 5.4** (Task #7): Temporal activities + workflows (1 test) ← **CRITICAL PATH 50 min**
- **Gap 5.5** (Task #8): A11y tests + WCAG validation (6 tests)
- **Expected Completion:** T+60 min (15/15 tests passing)
- **Teams:** integration-tests-architect, general-purpose (2 agents)
- **Current Phase:** 1-2 (file discovery + code scaffolding)
- **Next Checkpoint:** T+30 (Phase 2 completion expected)

### 🟢 WAVE 3: LIVE DEPLOYMENT (T+15 to T+55-60)
- **Gap 5.6** (Task #20): API endpoint tests (15+ tests, 30 min)
- **Gap 5.7** (Task #21): GPU compute shaders (10+ tests, 40 min) ← **CRITICAL PATH (masked)**
- **Gap 5.8** (Task #22): Spatial indexing (8+ tests, 20 min)
- **Expected Completion:** T+55-60 min (30+ tests passing + GPU speedup verified)
- **Team:** api-performance-implementer
- **Current Phase:** 1 (just deployed at T+15)
- **Message Sent:** Full deployment brief with code sketches + execution plan
- **Next Checkpoint:** T+30-35 (Gap 5.8 Phase 1 + Gap 5.6 Phase 1 completion expected)

### ⏳ WAVE 4: STAGED (T+60 to T+90)
- **Trigger:** When Waves 2 & 3 both report completion
- **Scope:** 5x flake verification + coverage validation + performance confirmation + commits + report
- **Duration:** ~30 min
- **Orchestrator:** Team lead (will coordinate when triggered)

---

## COORDINATION RESOURCES CREATED

### Master Documents (For Team Lead Reference)
1. **PHASE_5_MASTER_COORDINATION.md** — Unified overview of all 4 waves, timeline, success criteria
2. **PHASE_5_EXECUTION_COORDINATOR.md** — Real-time grid with checkpoint protocol
3. **PHASE_5_TEAM_LEAD_HANDOFF.md** — Blocker escalation matrix + monitoring responsibilities
4. **TEAM_LEAD_STATUS_SUMMARY.md** — This file

### Execution Plans (For Agents)
1. **WAVE_3_EXECUTION_PLAN.md** (900 lines)
   - Task #20 (Gap 5.6): 4 sequential phases with code patterns
   - Task #21 (Gap 5.7): 4 sequential phases with WebGPU/WebGL shaders
   - Task #22 (Gap 5.8): 4 sequential phases with Cohen-Sutherland clipping
   - All code sketches included (useGPUCompute, force-directed shaders, EdgeSpatialIndex, etc.)

2. **PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md** (Wave 2 reference, lines 423-651)
   - Gap 5.3, 5.4, 5.5 code sketches and implementation patterns

### Monitoring Dashboards
1. **PHASE_5_LIVE_DASHBOARD.md** — Original executive overview (still valid)
2. **.monitoring-checklist.txt** — Quick reference for checkpoint validation

---

## TEAM LEAD IMMEDIATE ACTIONS

### Right Now (T+15-30)
1. ✅ **Wave 3 Deployment:** Message sent to api-performance-implementer with full execution plan
2. ✅ **Task Metadata Updated:** Tasks #20, #21, #22 marked with wave/checkpoint info
3. ✅ **Coordination Dashboards Created:** All 4 master documents ready for reference
4. ⏳ **Awaiting Checkpoint 1 Reports** (T+15):
   - Wave 2 agents (Tasks #6, #7, #8): Phase 1 completion expected
   - Wave 3 agent (api-performance-implementer): Ready signal expected

### At T+30 (Checkpoint 2)
- [ ] Check TaskList for Phase 2 progress reports
- [ ] Verify Wave 1 is still reporting as complete
- [ ] Monitor Gap 5.4 (Temporal) closely - it's the critical path for overall Phase 5 (50 min)
- [ ] Expected reports:
  - Gap 5.3: MSW handlers created
  - Gap 5.4: activities.go created, workflows.go started
  - Gap 5.5: tableTestItems + API handlers created
  - Gap 5.6: Mock endpoints + MSW handlers ready
  - Gap 5.8: Edge spatial index created

### At T+45 (Checkpoint 3)
- [ ] Check TaskList for Phase 3 progress
- [ ] Expect Gap 5.6 complete (15+ tests passing) ✅
- [ ] Expect Gap 5.7 Phase 2-3 underway (WebGL fallback + benchmarking)
- [ ] Wave 2 should be Phase 3-4 (tests being executed/validated)

### At T+60 (Checkpoint 4 / Wave 4 Trigger)
- [ ] Verify Wave 2 complete (15/15 tests passing)
- [ ] Check Wave 3 progress on Gap 5.7 GPU speedup verification
- [ ] **Launch Wave 4** once both waves report "all tests passing"

---

## BLOCKER ESCALATION PROTOCOL

### If Agent Reports Blocker
1. **Read message immediately** — understand the issue
2. **Check master plans:**
   - `PHASE_5_BLOCKER_RESOLUTION_REPORT.md` (example: event publisher method mismatch)
   - Code sketches (lines 423-651 in implementation plans)
   - Task descriptions (full scope + acceptance criteria)
3. **Provide direct answer from plans** OR
4. **Escalate to main context** with:
   - Error message
   - What was attempted
   - What the code sketches show
   - Recommended fix

### Example Escalation (if needed)
```
Blocker: Gap 5.7 - undefined property 'createShaderModule' on GPUDevice
Analysis: WebGPU API call in useGPUCompute.ts line 42
Reference: WAVE_3_EXECUTION_PLAN.md shows correct API (lines 187-195)
Attempted: Check if gpu device initialized
Recommended: Verify navigator.gpu permission, add device.createShaderModule() after requestDevice()
```

---

## CRITICAL PATH MONITORING

### Wave 2 Critical Path: Gap 5.4 (Temporal Workflow)
- **Duration:** 50 min (longest Wave 2 task)
- **Phases:**
  - Phase 1: activities.go discovery (5 min)
  - Phase 2: activities.go + workflows.go creation (20 min)
  - Phase 3: Service integration + test setup (15 min)
  - Phase 4: Test validation + performance (10 min)
- **ETA:** T+0 to T+50
- **Risk:** If this slips, entire Wave 2 slips
- **Action:** Monitor closely at T+30 and T+45 checkpoints

### Wave 3 Critical Path: Gap 5.7 (GPU Shaders)
- **Duration:** 40 min (longest Wave 3 task, but launched at T+15)
- **Phases:**
  - Phase 1: WebGPU setup + WGSL shaders (12 min) → T+27
  - Phase 2: WebGL fallback + GLSL shaders (12 min) → T+39
  - Phase 3: Performance testing + benchmarking (10 min) → T+49
  - Phase 4: Integration + validation (6 min) → T+55
- **ETA:** T+15 to T+55
- **Risk:** GPU implementation complexity; if fallback breaks, could add 10-15 min
- **Action:** Monitor at T+30-35, T+45, and T+55

### Overall Phase 5 Critical Path
- **Chain:** Wave 1 (15 min) → Wave 2 (60 min) → Wave 4 (30 min) = **105 min** ← **WRONG**
- **Actual:** Waves 2+3 overlap at T+15, Wave 4 triggers at T+60
- **Real Path:** Wave 1 (0-15) + max(Wave 2 phase 1=15, Wave 3=0) + Wave 2 phases 2-4 (45) + Wave 4 (30) = **90 min**
- **Shortest Wave:** Gap 5.8 (Spatial indexing) = 20 min (completes T+35)
- **Longest Overall:** Gap 5.4 (Temporal, Wave 2) = 50 min (completes T+50)

---

## SUCCESS CRITERIA BY WAVE

### Wave 1 ✅ (COMPLETE)
- ✅ 18 tests passing
- ✅ 92%+ coverage
- ✅ Committed to main

### Wave 2 (TARGET: T+60)
- [ ] Gap 5.3: 8/8 integration tests passing
- [ ] Gap 5.4: 1/1 temporal test passing
- [ ] Gap 5.5: 6/6 accessibility tests passing + WCAG validation
- [ ] Coverage: ≥85% across all 3 gaps
- [ ] 5x flake-free verification (during Phase 4)

### Wave 3 (TARGET: T+55-60)
- [ ] Gap 5.6: 15+ API tests passing, contract validation
- [ ] Gap 5.7: 10k+ nodes <100ms, 50-100x speedup verified, fallback working
- [ ] Gap 5.8: 5k edges <50ms, 98% culling accuracy
- [ ] Coverage: ≥85% across all 3 gaps
- [ ] 5x flake-free verification (during Phase 4)

### Wave 4 (TARGET: T+90)
- [ ] 80+ tests total passing (5x flake-free)
- [ ] Coverage ≥85% confirmed
- [ ] GPU performance targets met (50-100x speedup)
- [ ] Spatial indexing targets met (98% accuracy, <50ms)
- [ ] 5 comprehensive commits created
- [ ] Phase 5 completion report generated
- [ ] Quality score: 97-98/100

---

## DECISION AUTHORITY MATRIX

| Decision | Authority | Trigger |
|----------|-----------|---------|
| Acknowledge checkpoint | Team Lead | Agent reports phase completion |
| Resolve blocker from plans | Team Lead | Agent reports error <5 min to fix |
| Escalate blocker | Main Context | Cannot resolve in <5 min |
| Trigger Wave 4 | Team Lead | Waves 2 & 3 report "all tests passing" |
| Approve Wave 4 completion | Team Lead | All validations pass |
| Commit Phase 5 changes | Agent | Team Lead approves Wave 4 completion |
| Merge to main | Main Context | Phase 5 complete + peer review |

---

## COMMUNICATION SUMMARY

### Sent to Agents
1. ✅ api-performance-implementer: Wave 3 full deployment (900-line execution plan + code sketches)
2. ✅ integration-tests-implementer: Wave 1 complete, Wave 3 launching

### Awaiting from Agents
1. ⏳ Tasks #6, #7, #8: Checkpoint 1 reports (T+15)
2. ⏳ Tasks #20, #21, #22: Checkpoint 1 reports (T+15)
3. ⏳ Tasks #6, #7, #8: Checkpoint 2 reports (T+30)
4. ⏳ Tasks #20, #21, #22: Checkpoint 2-3 reports (T+30-35)

### Ongoing
- Monitor TaskList metadata updates every 10-15 min
- Watch for incoming messages on blockers
- Acknowledge checkpoints as they arrive

---

## RESOURCES AT HAND

**For Coordinating:** PHASE_5_MASTER_COORDINATION.md, PHASE_5_EXECUTION_COORDINATOR.md, PHASE_5_TEAM_LEAD_HANDOFF.md

**For Resolving Blockers:** PHASE_5_BLOCKER_RESOLUTION_REPORT.md, task descriptions, code sketches (lines 423-651)

**For Wave 4 Trigger:** PHASE_5_WAVE_4_VALIDATION.md (commands + success criteria)

**For Reference:** PHASE_5_LIVE_DASHBOARD.md, .monitoring-checklist.txt

---

## NEXT IMMEDIATE ACTIONS

1. **Monitor next 15 min (T+15-30):**
   - Watch for Checkpoint 1 reports from all 6 executing tasks
   - Verify no blockers in messages
   - Check git commits from agent work

2. **At T+30 (Checkpoint 2):**
   - Review Phase 2 progress across all gaps
   - Verify code scaffolding is in place
   - Monitor critical path (Gap 5.4 Temporal)

3. **At T+45 (Checkpoint 3):**
   - Expect Gap 5.6 complete (15+ tests passing)
   - Wave 2 Phase 3 execution underway
   - GPU shaders Phase 2 complete (WebGL fallback)

4. **At T+60 (Wave 4 Trigger):**
   - Verify all waves reporting completion
   - Launch Wave 4 validation sequence
   - Begin coordinating final commits

---

**STATUS: 🟢 TEAM LEAD ACTIVE**
**All Waves Executing**
**Monitoring: LIVE**
**Expected Phase 5 Completion:** 2026-02-06 03:45 UTC (T+90)

