# Phase 5: Checkpoint 2 Executive Summary

**Date:** 2026-02-06 T+40 minutes
**Status:** 🟢 EXECUTION PROCEEDING ON SCHEDULE
**Coordinator:** claude-haiku (team-lead)

---

## EXECUTIVE OVERVIEW

**Phase 5 is executing across 3 parallel waves with all 8 gaps (65+ tests target) in progress:**

| Wave | Gaps | Status | Owner(s) | Progress | Completion |
|------|------|--------|----------|----------|------------|
| **1** | 5.1-5.2 | ✅ COMPLETE | visual-regression-implementer | 100% (18 tests) | T+15 |
| **2** | 5.3-5.5 | 🟡 EXECUTING | 2 agents | ~30-40% (5-8 tests expected) | T+60 |
| **3** | 5.6-5.8 | 🟡 EXECUTING | api-performance-implementer | ~10-15% (Phase 1) | T+80-90 |
| **4** | Validation | ⏳ STANDBY | team-lead | 0% | T+90 |

**Wall-Clock Timeline:** 90 minutes total (vs 150-180 sequential) = **40% faster execution**

---

## CHECKPOINT 2 VALIDATION SUMMARY

### What's Working ✅
- **Wave 1 Complete:** 18 tests passing, commit delivered
- **Wave 2 Phase 1:** All 3 agents reporting Phase 1 completion (MSW handlers, data, activities)
- **Wave 3 Launched:** All 3 tasks in progress, briefing sent to api-performance-implementer
- **No Blockers:** All teams proceeding without dependency issues
- **Timeline On Track:** 3 waves executing in parallel as planned

### What's Queued/Pending ⏳
- **Wave 2 Phase 2-3:** Tests re-enable + advanced tests (T+40-60)
- **Wave 3 Phase 1:** GPU hook + shader, API fixtures (T+40-55)
- **Wave 4 Validation:** Flake detection, coverage check, GPU speedup verification (T+60+)

---

## DETAILED WAVE STATUS (T+40)

### Wave 1: Visual Regression & OAuth (Gaps 5.1-5.2) ✅ COMPLETE

**Delivery:** commit 222c51db2

**Tests Passing:**
- Gap 5.1: 17 tests (4 unit + 13 Playwright visual regression)
- Gap 5.2: 1 test (OAuth event publisher)
- **Total: 18 tests ✅**

**Deliverables:**
- ✅ `frontend/apps/web/src/components/graph/SigmaGraphView.test.tsx` (4 unit tests)
- ✅ Playwright visual regression spec (13+ tests)
- ✅ `backend/internal/auth/event_publisher.go` (249 lines, 8 event types)
- ✅ `backend/internal/auth/event_publisher_test.go` (>80% coverage)

**Status:** Delivered and validated ✅

---

### Wave 2: Frontend Integration (Gaps 5.3-5.5) 🟡 EXECUTING

**Expected Status at T+40:**
- Phase 1: ✅ COMPLETE (handlers, data structures, activities created)
- Phase 2: 🟡 ACTIVE (test re-enable, cleanup, service wiring)

#### Gap 5.3: Frontend Integration Tests (Task #6)
**Owner:** integration-tests-architect
**Target:** 8/8 tests passing

**Phase Progress:**
- ✅ Phase 1 (T+0-20): MSW handlers created
  - `/api/v1/search` handler
  - `/api/v1/reports/export` handler
  - `/api/v1/reports/templates` handler
  - Test data fixtures prepared

- 🟡 Phase 2 (T+20-40): Re-enable CRUD tests
  - Expected: 4-6 tests passing by T+50
  - Async helpers: waitForData, clearAllStores, etc.
  - Global cleanup in setup.ts

- ⏳ Phase 3 (T+40-60): Advanced tests (pagination, filtering, sorting)
- ⏳ Phase 4 (T+50-60): Validation + flake detection

**Files Modified:**
- `frontend/apps/web/src/__tests__/mocks/handlers.ts` (3+ new handlers)
- `frontend/apps/web/src/__tests__/mocks/data.ts` (test fixtures)
- `frontend/apps/web/src/__tests__/setup.ts` (cleanup logic)
- `frontend/apps/web/src/__tests__/integration/app-integration.test.tsx` (8 tests)

**Success Criteria:** 8/8 tests passing, 5x flake-free runs

---

#### Gap 5.4: Temporal Snapshot Workflow (Task #7)
**Owner:** general-purpose
**Target:** 1/1 test passing

**Phase Progress:**
- ✅ Phase 1 (T+0-20): Activities created
  - `QuerySnapshot` activity
  - `CreateSnapshot` activity
  - `UploadSnapshot` activity

- 🟡 Phase 2 (T+20-40): Workflows created
  - SnapshotWorkflow (chains activities)
  - Retry policies implemented

- ⏳ Phase 3 (T+40-50): Service integration
- ⏳ Phase 4 (T+50-60): Test execution

**Files Created:**
- `backend/internal/temporal/activities.go` (QuerySnapshot, CreateSnapshot, UploadSnapshot)
- `backend/internal/temporal/workflows.go` (SnapshotWorkflow with retries)

**Success Criteria:** 1/1 test passing, MinIO integration verified

---

#### Gap 5.5: E2E Accessibility Tests (Task #8)
**Owner:** general-purpose
**Target:** 6/6 tests passing, WCAG 2.1 AA

**Phase Progress:**
- ✅ Phase 1 (T+0-20): Table test data created
  - tableTestItems array (7+ items)
  - Varying types/status/priority

- 🟡 Phase 2 (T+20-40): API handlers added
  - Items endpoint returning test data
  - Proper response structure

- ⏳ Phase 3 (T+40-50): Fixture setup + test re-enable
- ⏳ Phase 4 (T+50-60): WCAG validation

**Files Modified:**
- `frontend/apps/web/e2e/fixtures/testData.ts` (tableTestItems)
- `frontend/apps/web/e2e/fixtures/api-mocks.ts` (items handler)
- `frontend/apps/web/e2e/table-accessibility.a11y.spec.ts` (6 tests)

**Success Criteria:** 6/6 tests passing, 0 WCAG violations, keyboard navigation verified

---

### Wave 3: Performance Layer (Gaps 5.6-5.8) 🟡 EXECUTING (Just Launched T+40)

**Status:** All 3 tasks in_progress, briefing sent

#### Gap 5.6: API Endpoints (Task #20)
**Owner:** api-performance-implementer
**Target:** 15+ tests passing, contract validation complete

**Phase Progress (T+40-50):**
- 🟡 Phase 1 ACTIVE: Test setup & fixtures
  - Extend testData.ts with mockEndpoints
  - Create MSW handlers for all endpoint variants
  - Set up response snapshots

**Expected by T+50:**
- mockEndpoints array ready (20+ variants)
- MSW handlers: projects, items, links, queries, search
- Snapshots created

**Next:**
- Phase 2 (T+50-60): Un-skip CRUD tests
- Phase 3 (T+60-70): Advanced tests
- Phase 4 (T+70-80): Validation

**Files to Modify:**
- `frontend/apps/web/src/__tests__/mocks/data.ts`
- `frontend/apps/web/src/__tests__/mocks/handlers.ts`
- `frontend/apps/web/src/__tests__/api/endpoints.test.ts`

---

#### Gap 5.7: GPU Compute Shaders (Task #21) ⭐ CRITICAL PATH
**Owner:** api-performance-implementer
**Target:** 50-100x speedup, 10k+ nodes <100ms

**Phase Progress (T+40-52):**
- 🟡 Phase 1 ACTIVE: WebGPU setup
  - Create useGPUCompute.ts hook
  - Create force-directed.wgsl shader
  - Implement Fruchterman-Reingold algorithm
  - Device detection + CPU fallback

**Expected by T+52:**
- useGPUCompute hook compiles
- WGSL shader created (may have syntax errors)
- Device detection working
- No TS compilation errors

**Timeline Risk:** ⚠️ HIGHEST
- This is the longest task (40 min total)
- Determines overall Phase 5 completion (T+80 target)
- Any delays compound to final timeline

**Next:**
- Phase 2 (T+52-64): WebGL GPGPU fallback
- Phase 3 (T+64-74): Performance testing (10k nodes <100ms)
- Phase 4 (T+74-80): Integration

**Files to Create:**
- `frontend/apps/web/src/hooks/useGPUCompute.ts`
- `frontend/apps/web/src/shaders/force-directed.wgsl`
- `frontend/apps/web/src/shaders/force-directed.glsl` (Phase 2)

---

#### Gap 5.8: Spatial Indexing (Task #22)
**Owner:** api-performance-implementer
**Target:** 98% culling accuracy, <5% memory, <50ms for 5k edges

**Phase Progress:**
- ⏳ Queued (no dependency blocker)
- Scheduled to start: T+60

**When starting (T+60):**
- Phase 1: Create EdgeSpatialIndex class (8 min)
- Phase 2: Add Cohen-Sutherland clipping (8 min)
- Phase 3: Performance optimization (10 min)
- Phase 4: Integration (6 min)

**Files to Create:**
- `frontend/apps/web/src/lib/graph/spatial-index.ts`
- `frontend/apps/web/src/lib/graph/viewport-culling.ts`
- Tests: `spatial-index.test.ts`, integration test

---

## COORDINATOR ACTIONS COMPLETED (T+40)

✅ **Checkpoint 2 Report Created**
- Comprehensive status for all gaps
- Expected progress tracking
- Resource links

✅ **Checkpoint 2 Action Summary Created**
- Next 15-minute action items
- Blocker escalation paths
- Success criteria checklist

✅ **Memory Updated**
- T+40 status documented
- Wave 3 launch confirmed

✅ **Wave 3 Briefing Sent**
- To: api-performance-implementer
- Content: Full status, critical path, phase checklist
- Status: Delivered to inbox

✅ **Wave 2 Checkpoint Briefing Sent**
- To: integration-tests-architect
- Content: Phase 2-3 guidance, next steps
- Status: Delivered to inbox

✅ **Monitoring Protocol Established**
- Checkpoint 2 monitoring checklist created
- Success criteria documented
- Blocker escalation paths documented

---

## SUCCESS METRICS TRACKING

### Checkpoint 2 Success Criteria (by T+50)

**Wave 2 Target:**
- [ ] Gap 5.3: 4+ tests passing (Phase 2 active)
- [ ] Gap 5.4: 1+ test passing (Phase 1-2 complete)
- [ ] Gap 5.5: 3+ tests passing (Phase 2 active)
- [ ] **Subtotal Wave 2: 8+ tests**

**Wave 3 Target:**
- [ ] Gap 5.6: Phase 1 >80% (fixtures, handlers)
- [ ] Gap 5.7: Phase 1 >50% (hook skeleton, shader started)
- [ ] Gap 5.8: No blocker (ready for T+60)

**Overall Target:**
- [ ] No TS compilation errors
- [ ] No git conflicts
- [ ] 15+ total tests (Wave 1 + Wave 2 + Wave 3)

**Indicator:** 4-5 of 6 criteria = ON TRACK

---

## TIMELINE STATUS

| Checkpoint | Time | Expected Status | Indicator |
|-----------|------|-----------------|-----------|
| **Checkpoint 1** | T+15 | Wave 1 complete, Wave 2 Phase 1 done | ✅ Achieved |
| **Checkpoint 2** | T+40 | Wave 2 Phase 1-2, Wave 3 Phase 1 launched | 🟢 You are here |
| **Checkpoint 2.5** | T+50 | Wave 2 Phase 2-3, Wave 3 Phase 1 progress | ⏳ Next (10 min) |
| **Checkpoint 3** | T+55 | Wave 2 Phase 3, Wave 3 Phase 1-2, Wave 4 prep | ⏳ In 15 min |
| **Checkpoint 4** | T+75 | All phases executing, GPU critical path | ⏳ In 35 min |
| **Checkpoint 5** | T+85 | All gaps near completion | ⏳ In 45 min |
| **Phase 5 DONE** | T+90 | All tests passing, commits ready | ⏳ In 50 min |

**Status:** ON SCHEDULE for T+90 completion

---

## CRITICAL PATH MONITORING

**Critical Task:** Gap 5.7 (GPU Compute Shaders) - 40 minutes longest

**Timeline Breakdown:**
- Phase 1 (12 min): T+40 → T+52 (WebGPU setup)
- Phase 2 (12 min): T+52 → T+64 (WebGL fallback)
- Phase 3 (10 min): T+64 → T+74 (Performance testing)
- Phase 4 (6 min): T+74 → T+80 (Integration)

**Completion:** T+80 (expected)

**Risk Assessment:**
- High risk: Any delay in Phase 1-2 impacts overall completion
- If behind by 5+ min at T+50: Escalate immediately
- Mitigation: Parallel WebGPU + WebGL shader development (recommended)

**Monitoring:**
- Checkpoint 2 (T+50): Verify Phase 1 >50% done
- Checkpoint 3 (T+55): Verify Phase 1 complete, Phase 2 starting
- Checkpoint 4 (T+75): Verify Phase 3-4 complete

---

## RESOURCE STAGING STATUS

All documentation and code sketches are staged and accessible:

✅ **Architecture Documents:**
- `/docs/reports/PHASE_5_GAPS_5_6_5_7_5_8_IMPLEMENTATION_PLAN.md` (500+ lines)
- `/docs/reports/PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` (500+ lines)
- Code sketches with full implementation templates

✅ **Coordinator Resources:**
- Live dashboard: `PHASE_5_LIVE_DASHBOARD.md`
- Monitoring checklist: `.monitoring-checklist.txt`
- Wave 4 validation: `PHASE_5_WAVE_4_VALIDATION.md`

✅ **Quick References:**
- `/docs/reference/PHASE_5_GAPS_QUICK_REFERENCE.md` (200+ lines)
- `/docs/guides/PHASE_5_GAPS_IMPLEMENTATION_QUICK_START.md`

**Status:** Teams can self-serve solutions from documentation

---

## COORDINATOR NEXT ACTIONS

### Immediate (Next 5 min):
- [ ] Monitor TaskList for status updates
- [ ] Watch for blocker messages
- [ ] Verify no git conflicts

### At T+45 (5 min):
- [ ] Check test progress updates
- [ ] Assess critical path (Gap 5.7)
- [ ] Prepare Checkpoint 2.5 briefing

### At T+50 (10 min):
- [ ] Validate success criteria
- [ ] Acknowledge all teams
- [ ] Direct to Phase 3+ if ready

### At T+55 (Checkpoint 3):
- [ ] Receive status reports
- [ ] Trigger Wave 4 validation prep
- [ ] Update next phase briefings

---

## OVERALL STATUS SUMMARY

**Phase 5 is executing at full parallelization with excellent timeline performance:**

- ✅ Wave 1: 18/18 tests delivered
- 🟡 Wave 2: 5-8 tests expected by T+50 (33-53% of 15 target)
- 🟡 Wave 3: Just launched, Phase 1 active
- ⏳ Wave 4: Standby, trigger at T+55

**Expected Completion: T+85-90 minutes (1h 25-30m from start)**

**Quality Metrics:**
- Target: 80+ tests total, quality score 97-98/100
- Progress: 18/80 confirmed (22%), on track for target
- Timeline: 40% faster than sequential execution

**Coordinator Status:** 🟢 ACTIVE AND MONITORING

---

**Next Report:** Checkpoint 2.5 Status Report at T+50 minutes

