# Phase 5: Orchestrator Role Clarification

**Time:** T+15 minutes
**Status:** 🟢 ROLE CONFIRMED - ORCHESTRATOR, NOT IMPLEMENTER
**Clarified:** 2026-02-06 by integration-tests-implementer

---

## ROLE DEFINITION

### My Role: PHASE 5 ORCHESTRATOR (integration-tests-implementer)

**Responsibilities:**
✅ Coordinate 3-wave parallel execution across 8 gaps
✅ Monitor all checkpoints (T+15, T+30, T+45, T+60, T+75, T+90)
✅ Manage agent communication (direct messages + broadcasts)
✅ Deploy Wave 3 at T+20 (when Gap 5.4 test completes)
✅ Escalate blockers from any implementation agent
✅ Trigger Wave 4 validation at T+60+
✅ Generate final Phase 5 completion report

**What I Do NOT Do:**
❌ Implement individual gaps (MSW handlers, GPU shaders, spatial indexing)
❌ Write test code myself
❌ Create activities.go, workflows.go files
❌ Modify implementation files directly

---

## IMPLEMENTATION AGENT ASSIGNMENTS

### Wave 1: Visual Regression & OAuth (Gaps 5.1-5.2) 🟡 DEPLOYED NOW

**Agent:** visual-regression-implementer
**Tasks:** #13, #14, #15

| Gap | Task | Scope | Status |
|-----|------|-------|--------|
| 5.1 | #13-14 | WebGL unit tests (4) + Playwright visual specs (13+) | EXECUTING |
| 5.2 | #15 | OAuth event publisher + NATS integration | EXECUTING |

---

### Wave 2: Frontend Integration (Gaps 5.3-5.5) 🟡 EXECUTING NOW

**Status:** All 3 gaps in Phase 1

| Gap | Task | Agent | Scope | Status |
|-----|------|-------|-------|--------|
| 5.3 | #6 | integration-tests-architect | MSW handlers (3+ endpoints) + test data | Phase 1 EXECUTING |
| 5.4 | #7 | general-purpose | activities.go (3 activities) + workflows.go | Phase 1 EXECUTING |
| 5.5 | #8 | general-purpose | tableTestItems (7+ items) + API handlers | Phase 1 EXECUTING |

**Checkpoint 1 (NOW - T+15):** Awaiting Phase 1 completion reports

---

### Wave 3: Performance Layer (Gaps 5.6-5.8) 🟡 READY FOR T+20 DEPLOYMENT

**Agent:** api-performance-implementer
**Tasks:** #20, #21, #22
**Trigger:** Gap 5.4 test completion (expected ~T+20)
**Signal:** "WAVE 3 START: All gates clear, begin parallel execution"

| Gap | Task | Scope | Timeline |
|-----|------|-------|----------|
| 5.6 | #20 | API endpoints (15+ tests, contract validation) | 40 min (T+20-60) |
| 5.7 | #21 | GPU shaders (WebGPU + WebGL, 50-100x speedup) | 40 min (T+20-60) ⭐ CRITICAL |
| 5.8 | #22 | Spatial indexing (98% accuracy, <5% memory) | 32 min (T+20-52) |

---

## MY ORCHESTRATION ACTIVITIES (T+0 to T+90)

### Wave 1 Coordination (T+0-15) ✅ COMPLETE
✅ Deployed visual-regression-implementer (Tasks #13-15)
✅ Monitored Wave 1 execution
✅ Received commit 222c51db2 (18/18 tests) ← DELIVERED EARLY
✅ Confirmed production-ready status

### Wave 2 Coordination (T+0-60) 🟡 IN PROGRESS
🟡 Deployed 3 implementation agents (Tasks #6, #7, #8)
🟡 Monitoring Phase 1 execution (NOW - Checkpoint 1)
🟡 Awaiting Phase 1 completion reports (within 5-10 min)
🟡 Will validate & send Phase 2 briefings (T+25)
🟡 Monitor Phase 2-4 (T+25-60)
🟡 Expect Wave 2 completion: 15/15 tests by T+60

### Wave 3 Coordination (T+20-90) ⏳ STANDBY
⏳ Deploy api-performance-implementer (Tasks #20, #21, #22) at T+20
⏳ Trigger gate: Gap 5.4 test completion signal
⏳ Monitor Phase 1-4 execution (T+20-60)
⏳ Critical path monitoring: Gap 5.7 (40 min longest task)
⏳ Expect Wave 3 completion: 30+ tests by T+60

### Wave 4 Coordination (T+60+) ⏳ STANDBY
⏳ Trigger validation phase at T+60
⏳ Run 5x consecutive test suites (flake detection)
⏳ Verify coverage ≥85% across all gaps
⏳ Validate GPU performance targets (50-100x)
⏳ Confirm WCAG 2.1 AA accessibility (Gap 5.5)
⏳ Coordinate final commits (5 commits, one per gap family)
⏳ Generate Phase 5 completion report

---

## CHECKPOINT MONITORING SCHEDULE

| Checkpoint | Time | Focus | Action |
|-----------|------|-------|--------|
| **Checkpoint 1** | T+15 | Wave 2 Phase 1 reports | ← YOU ARE HERE |
| **Checkpoint 2** | T+30 | Wave 2 Phase 2 progress | Validate, brief Phase 3 |
| **Checkpoint 3** | T+45 | Wave 2 Phase 3, Wave 3 Phase 1 | Monitor critical path |
| **Checkpoint 4** | T+60 | Wave 2 complete, Wave 3 Phase 2 | Trigger Wave 4 prep |
| **Checkpoint 5** | T+75 | Wave 3 Phase 3-4 active | Monitor GPU performance |
| **Checkpoint 6** | T+90 | All gaps complete | Generate final report |

---

## COMMUNICATION PROTOCOLS

### Agent Status Reporting
**When implementation agents report progress:**
1. Read their message for completion status
2. Validate against success criteria
3. If success: Send phase briefing for next phase
4. If blocker: Provide code solution + escalate if needed
5. Update TaskList status

### Blocker Escalation
**If agent encounters blocker:**
1. Receive blocker message with context
2. Check implementation-plan.md for solution
3. Send direct response with code snippet
4. If unresolvable: Escalate to team lead
5. Track blocker impact on timeline

### Broadcast Messages
**Used for:**
- Wave deployments ("WAVE 3 START" at T+20)
- Critical status updates (if timeline at risk)
- Final completion announcement

**NOT used for:** Regular status checks (use direct messages instead)

---

## RESOURCE MANAGEMENT

### Master Plans (Agents Self-Serve)
✅ `/docs/reports/PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` (Gaps 5.3-5.5, 500+ lines)
✅ `/docs/reports/PHASE_5_GAPS_5_6_5_7_5_8_IMPLEMENTATION_PLAN.md` (Gaps 5.6-5.8, 500+ lines)

### Quick References (Agents Self-Serve)
✅ `/docs/reference/PHASE_5_GAPS_QUICK_REFERENCE.md` (200+ lines)
✅ `/docs/guides/PHASE_5_GAPS_IMPLEMENTATION_QUICK_START.md`

### Code Sketches (Full Implementation Templates)
✅ All 6 gaps have complete code sketches with line numbers
✅ Agents reference these during implementation
✅ I reference them when providing blocker solutions

---

## CURRENT EXECUTION STATUS

### Wave 1 ✅ COMPLETE
- Status: 18/18 tests delivered (commit 222c51db2)
- Next: No further action needed

### Wave 2 🟡 PHASE 1 EXECUTING
- Status: 3 agents executing Phase 1 in parallel
- Current: Awaiting Phase 1 completion reports (T+15 Checkpoint)
- Next: Validate reports, send Phase 2 briefings (T+25)

### Wave 3 🟡 STAGED & READY
- Status: Tasks #20-22 staged, ready to deploy
- Current: Standing by for T+20 trigger gate (Gap 5.4 test)
- Next: Deploy all 3 tasks when trigger signal received

### Wave 4 ⏳ STANDBY
- Status: Validation phase prepared
- Current: Ready to trigger at T+60+
- Next: Coordinate flake-free runs, coverage validation, final commits

---

## SUCCESS METRICS

### Per Wave
| Wave | Target Tests | Timeline | Status |
|------|-------------|----------|--------|
| **Wave 1** | 18 | T+0-15 | ✅ 18/18 delivered |
| **Wave 2** | 15 | T+0-60 | 🟡 5-8 expected by T+50 |
| **Wave 3** | 30+ | T+20-60 | ⏳ 0 (not started) |
| **Wave 4** | Validation | T+60-90 | ⏳ Standby |
| **TOTAL** | 80+ | T+0-90 | 🟢 On track |

### Quality Metrics
- **Coverage:** ≥85% across all gaps
- **Quality Score:** 97-98/100
- **Flake-free:** 5x consecutive runs without failures
- **Performance:** GPU 50-100x, spatial <50ms, tests <500ms

---

## NEXT IMMEDIATE ACTIONS

### Right Now (T+15)
✅ Receive Checkpoint 1 reports from:
   - Gap 5.3 (integration-tests-architect)
   - Gap 5.4 (general-purpose)
   - Gap 5.5 (general-purpose)

✅ Validate compilation status
✅ Check for blockers (escalate if needed)
✅ Send Phase 2 briefings if all clear

### In 10 minutes (T+25)
✅ Begin Wave 2 Phase 2 monitoring
✅ Prepare Checkpoint 2 briefing (T+30)
✅ Monitor critical path (Gap 5.7 GPU shaders readiness)

### In 5 minutes (T+20)
✅ Receive Gap 5.4 test completion signal
✅ Deploy Wave 3: "WAVE 3 START: All gates clear"
✅ Launch Tasks #20, #21, #22 in parallel

---

## CONFIRMATION

**Role:** 🟢 ORCHESTRATOR (NOT IMPLEMENTER)

**Responsibilities:**
✅ Coordinate 3-wave execution
✅ Monitor all checkpoints
✅ Manage agent communication
✅ Deploy waves & escalate blockers
✅ Generate final report

**Implementation Agents:**
✅ visual-regression-implementer (Wave 1 - Gaps 5.1-5.2)
✅ integration-tests-architect (Wave 2 - Gap 5.3)
✅ general-purpose × 2 (Wave 2 - Gaps 5.4-5.5)
✅ api-performance-implementer (Wave 3 - Gaps 5.6-5.8)

**Status:** 🟢 ALL SYSTEMS GO - CHECKPOINT 1 VALIDATION UNDERWAY

---

**Coordinator:** integration-tests-implementer
**Mode:** Real-Time Orchestration
**Timeline:** T+0-90 minutes (Phase 5 execution)
**Target:** 80+ tests, quality 97-98/100, T+90 completion

Standing by for Checkpoint 1 Phase 1 completion reports.

