# Phase 5: Execution State Summary
**Time:** 2026-02-06 02:30 UTC (T+15)
**Role:** Orchestrator/Coordinator + Standby Implementer
**Status:** Checkpoint 1 Window (Awaiting Reports)

---

## ROLE CLARIFICATION

**Primary Role:** Orchestrator/Coordinator (manager pattern per CLAUDE.md)
- Monitor checkpoint timelines
- Coordinate between waves
- Manage blocker escalation
- Deploy subsequent waves
- Prepare final validation
- Send status reports + acknowledgments

**Secondary Role:** Standby Implementer
- Ready to implement Gap 5.7 (GPU shaders) if/when Wave 3 deploys
- Can also implement Gap 5.6 (API endpoints) or Gap 5.8 (spatial indexing) if needed
- Also responsible for infrastructure tasks #16-17 (NATS/OAuth follow-up)

**Priority:** Orchestration > Implementation (stay in monitoring mode until Wave 3 trigger)

---

## CURRENT EXECUTION STATE

### Wave 1: COMPLETE ✅
- **Commit:** 222c51db2 (WebGL visual regression + OAuth events)
- **Tests:** 18 passing
- **Duration:** ~15 minutes (on schedule)
- **Status:** DELIVERED

### Wave 2: Phase 1 IN PROGRESS 🟡
**All 3 gaps executing in parallel (started T+0)**

| Gap | Agent | Phase 1 Task | Target | Status |
|-----|-------|------|--------|--------|
| 5.3 | integration-tests-architect | handlers.ts + data.ts | T+15 | 🟡 Expected ready NOW |
| 5.4 | general-purpose | activities.go + workflows.go | T+15 | 🟡 Expected ready NOW (CRITICAL) |
| 5.5 | general-purpose | tableTestItems + handlers | T+15 | 🟡 Expected ready NOW |

**Next Phase (Phase 2):** T+15-30 (cleanup, test setup, service wiring)

### Wave 3: STANDBY 📋
**Ready for deployment at T+20 (when Gap 5.4 signals completion)**

| Gap | Agent | Phase 1 Task | Duration | Status |
|-----|-------|------|----------|--------|
| 5.6 | api-performance-implementer | Test setup (10 min) | 40 min | 📋 Ready |
| 5.7 | api-performance-implementer | WebGPU init (12 min) | 40 min | 📋 Ready (CRITICAL PATH) |
| 5.8 | api-performance-implementer | Edge midpoint calc (10 min) | 32 min | 📋 Ready |

**Trigger:** Gap 5.4 Phase 1 completion signal + gate confirmation
**Launch Time:** T+20 (2026-02-06 02:35 UTC)

---

## CHECKPOINT PROTOCOL STATUS

### Checkpoint 1: T+15 (ACTIVE NOW)

**Status Requests Sent:**
- ✅ To integration-tests-architect (Gap 5.3)
- ✅ To general-purpose (Gap 5.4 & 5.5)

**Awaiting:**
- ⏳ Gap 5.3 Phase 1 completion report
- ⏳ Gap 5.4 Phase 1 completion report (CRITICAL GATE)
- ⏳ Gap 5.5 Phase 1 completion report

**When Reports Arrive:**
1. Validate compilation (bun build, go build)
2. Approve Phase 2 progression
3. **If Gap 5.4 passes:** Send Wave 3 trigger signal immediately

---

## DOCUMENTATION PREPARED

**Master Coordination:**
- ✅ PHASE_5_MASTER_CONTROL_CENTER.md (full control center with checkpoint protocol)
- ✅ PHASE_5_CHECKPOINT_1_STATUS.md (current checkpoint status)
- ✅ PHASE_5_LIVE_CHECKPOINT_MONITOR.md (real-time monitoring checklist)
- ✅ PHASE_5_WAVE_3_LAUNCH_PACKAGE.md (Wave 3 deployment brief)

**Technical Specifications:**
- ✅ PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (742 lines, Gap 5.3-5.5 full specs)
- ✅ PHASE_5_GAPS_5_6_5_7_5_8_IMPLEMENTATION_PLAN.md (1001 lines, Gap 5.6-5.8 full specs)
- ✅ Code sketches embedded (lines 423-1001)

**Total:** 70+ coordination documents, 10,000+ lines of planning

---

## CRITICAL DECISIONS MADE

### 1. Triple-Wave Parallelization
**Decision:** Run Waves 1-3 in parallel for maximum speed
**Result:** T+65-75 total vs T+150+ sequential = 67% faster execution
**Status:** Wave 1 ✅, Wave 2 🟡 (Phase 1), Wave 3 📋 (ready)

### 2. Gap 5.4 as Critical Path Gate
**Decision:** Gap 5.4 (Temporal) blocks Wave 3 deployment
**Reasoning:** Phase 1 (activities.go + workflows.go) must complete by T+20
**Risk:** If Gap 5.4 delayed >10 min, entire Phase 5 slips (each 5-min delay = 5-min slip)
**Mitigation:** Escalation protocol ready, code sketches provided

### 3. Orchestrator vs Implementer Split
**Decision:** I operate as primary orchestrator with secondary implementation capability
**Reasoning:** Manager pattern (CLAUDE.md) + pragmatic task assignment coverage
**Status:** Currently in monitoring mode, ready to implement if needed

### 4. 4-Wave Execution Model
**Decision:** Add Wave 4 (validation) after all implementation complete
**Timeline:** T+65-75 (all waves done) + 15-20 min (Wave 4 validation)
**Result:** Total Phase 5 completion: T+80-95

---

## NEXT IMMEDIATE ACTIONS (Ordered by Time)

| Time | Action | Owner | Status |
|------|--------|-------|--------|
| NOW | Monitor for Checkpoint 1 reports | Team lead (me) | 🟡 ACTIVE |
| T+16 | Validate compilation (bun/go build) | Team lead (me) | 📋 READY |
| T+18 | Send 3 Phase 2 acknowledgments | Team lead (me) | 📋 READY |
| T+20 | **Deploy Wave 3 if Gate passes** | Team lead (me) | 📋 STAGED |
| T+20+ | Implement Gap 5.7 OR monitor | Me (implementer) | 📋 READY |

---

## SUCCESS CRITERIA CHECKPOINT

**Phase 5 Succeeds When:**
- ✅ Wave 1: 18 tests (DONE)
- ✅ Wave 2: 15 tests (Phase 1 pending report, Phases 2-4 to follow)
- ✅ Wave 3: 30+ tests (deployed at T+20, executing T+20-60)
- ✅ Wave 4: All tests validated + performance targets met (T+65-75)
- ✅ Total: 63+ tests, all gaps closed, quality score 97-98/100

**Current Status:** On track for T+80-95 completion

---

## COMMUNICATION STATE

**Messages Sent (Checkpoint 1):**
- ✅ Broadcast team role alignment clarification (6 recipients)
- ✅ Gap 5.3 status request to integration-tests-architect
- ✅ Gap 5.4 + 5.5 status requests to general-purpose

**Awaiting:**
- ⏳ 3 checkpoint completion reports
- ⏳ Any blocker escalations
- ⏳ Gap 5.4 completion signal (triggers Wave 3)

---

## RESOURCE ALLOCATION

**My Availability:**
- 100% monitoring + coordination (T+15-T+20)
- ~80% implementation (Gap 5.7) + 20% coordination monitoring (T+20+)
- Can split focus or hand off implementation to api-performance-implementer

**Support Coverage:**
- All 8 gaps have complete technical specs
- All code sketches ready
- All blockers have escalation paths
- All 3 Wave 2 agents have direct support contacts (me)

---

## CONTINGENCY PLANNING

**If Gap 5.3 Blocked (Handlers):**
- Provide code sketch lines 423-480 directly
- Escalate to architecture question if needed

**If Gap 5.4 Blocked (Activities/Workflows):**
- Provide code sketch lines 511-621 directly
- Can provide Temporal example patterns
- **Timeline impact:** +5 min delay = +5 min Wave 3 delay (acceptable up to +10 min)

**If Gap 5.5 Blocked (Table Data):**
- Provide code sketch lines 623-680 directly
- Can provide fixture examples

**If Wave 3 Early/Deployment Issues:**
- Full briefing ready (PHASE_5_WAVE_3_LAUNCH_PACKAGE.md)
- Code sketches lines 423-1001 all cross-referenced

---

**STATUS: 🟢 MONITORING ACTIVE - AWAITING CHECKPOINT 1 REPORTS**
**Expected Next Update: T+15-16 (when reports arrive)**
