# Phase 5: LIVE EXECUTION STATUS

**Updated:** 2026-02-06 02:15 UTC (T+0)
**Coordinator:** integration-tests-implementer
**Mode:** Real-time monitoring

---

## CURRENT EXECUTION STATE

### WAVE 2: Integration Tests (Gaps 5.3-5.5) - ACTIVE ✅

| Gap | Agent | Task | Phase | Status | Current Activity | Next Checkpoint |
|-----|-------|------|-------|--------|-----------------|-----------------|
| 5.3 | integration-tests-architect | #6 | 1/4 | 🟢 EXECUTING | MSW handlers (3 endpoints) | Phase 1 done: T+15 |
| 5.4 | general-purpose (1) | #7 | 1/4 | 🟢 EXECUTING | activities.go creation | Phase 1 done: T+15 |
| 5.5 | general-purpose (2) | #8 | 1/4 | 🟢 EXECUTING | Table test data (7+ items) | Phase 1 done: T+15 |

**Wall-Clock Time:** ~60-90 min (parallel max(40, 50, 35) per gap)

---

### WAVE 1: Visual Regression (Gaps 5.1-5.2) - QUEUED ⏳

| Gap | Task | Status | Scope | Owner | ETA |
|-----|------|--------|-------|-------|-----|
| 5.1 | #13 | ⏳ PENDING | Un-skip 4 WebGL unit tests | UNASSIGNED | N/A |
| 5.1 | #14 | ⏳ PENDING | Create 13+ Playwright visual specs | UNASSIGNED | N/A |
| 5.2 | #15 | ⏳ PENDING | OAuth event publisher (9 types) | UNASSIGNED | N/A |

**Action:** Assign to available agent (can execute independently)
**Total Scope:** 18+ tests + 1 publisher
**Wall-Clock:** ~45 min (max(40, 25) for visual + OAuth)

---

### WAVE 3: Performance Layer (Gaps 5.6-5.8) - STANDBY 🟡

| Gap | Task | Status | Scope | Blocker | ETA |
|-----|------|--------|-------|---------|-----|
| 5.6 | #20 | 🟡 QUEUED | 15+ API endpoint tests | None | Awaiting Wave 2 signal |
| 5.7 | #21 | 🟡 QUEUED | WebGPU + WebGL compute shaders | CRITICAL PATH | Awaiting Gap 5.4 completion |
| 5.8 | #22 | 🟡 QUEUED | Edge midpoint spatial indexing | None | Awaiting Wave 2 signal |

**Start Gate:** Gap 5.4 test passing (expected T+20 min)
**Total Scope:** 30+ tests + GPU shaders
**Wall-Clock:** ~45 min (max(30, 40, 20) when executing)

---

## CHECKPOINT TIMELINE

### Checkpoint 1: T+15 min (EXPECTED NEXT)

**Expected Reports:**
- [ ] integration-tests-architect: "Gap 5.3 Phase 1 complete - handlers + data ready"
- [ ] general-purpose (1): "Gap 5.4 Phase 1 complete - activities.go created"
- [ ] general-purpose (2): "Gap 5.5 Phase 1 complete - table test data ready"

**Team Lead Action:** Acknowledge all → move to Phase 2

---

### Checkpoint 2: T+30 min

**Expected:**
- All Phase 2s complete (cleanup + workflows + handlers)
- Ready for Phase 3 (test setup + re-enable + WCAG validation)

**Team Lead Action:** Acknowledge → Phase 3

---

### Checkpoint 3: T+45 min

**Expected:**
- All Phase 3s complete (fixtures + helpers + tests re-enabled)
- Ready for Phase 4 (validation + flake-free + coverage)

**Team Lead Action:** Acknowledge → Phase 4

---

### Checkpoint 4: T+60-90 min (FINAL)

**Expected:**
- 15/15 tests passing
- 5x flake-free verification complete
- Coverage ≥85% confirmed
- 3 commits ready for merge

**Team Lead Action:** Merge → Phase 5 COMPLETE ✅

---

## COMMUNICATION PROTOCOL

**Agent → Team Lead:**
- Phase completions: Direct message at each checkpoint
- Blockers: Immediate escalation with context
- Commits: Final results with test logs

**Team Lead → Agents:**
- Checkpoint acknowledgments: Broadcast or direct
- Phase 2+ instructions: Direct messages with phase details
- Wave 1/3 signals: Broadcast when ready

---

## RESOURCE LINKS

**Agent Support:**
- Master Plan: `/docs/reports/PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` (lines 423-651 code sketches)
- Quick Start: `/docs/guides/quick-start/PHASE_5_3_5_5_AGENT_QUICK_START.md`
- Orchestration: `/PHASE_5_3_5_5_ORCHESTRATION.md`
- Index: `/PHASE_5_IMPLEMENTATION_INDEX.md`

**Execution Tracking:**
- Checkpoint Status: This file
- Dashboard: `/PHASE_5_LIVE_DASHBOARD.md`
- Monitoring: `/CHECKPOINT_TRACKING.md`

---

## SUCCESS METRICS

**Wave 2 (Gaps 5.3-5.5):**
- ✅ Gap 5.3: 8/8 integration tests passing, 5x flake-free
- ✅ Gap 5.4: 1/1 temporal snapshot test passing
- ✅ Gap 5.5: 6/6 E2E accessibility tests passing, WCAG 2.1 AA
- **Total: 15/15 tests (100%), all phases complete**

**Wave 1 (Gaps 5.1-5.2):** (when assigned)
- ✅ Gap 5.1: 4 unit + 13+ visual tests passing
- ✅ Gap 5.2: Event publisher + 1 integration test passing
- **Total: 18+ tests (100%)**

**Wave 3 (Gaps 5.6-5.8):** (when triggered)
- ✅ Gap 5.6: 15+ API tests passing
- ✅ Gap 5.7: GPU shaders 50-100x speedup target
- ✅ Gap 5.8: 98% culling accuracy, <50ms for 5k edges
- **Total: 30+ tests (100%)**

**Overall Target:** 80+ tests across all 8 gaps, quality score 97-98/100

---

## NOTES

- **Parallel Execution:** Wave 2 executing now, Wave 1 can start independently, Wave 3 starts when Gap 5.4 completes
- **No Cross-Dependencies:** All gaps independent, can proceed simultaneously
- **Communication:** Real-time via messages + TaskList updates
- **Documentation:** All support materials pre-deployed

---

**STATUS: 🟢 LIVE EXECUTION**
**Execution Mode:** All agents active in parallel
**Next Checkpoint:** T+15 min (all Phase 1s complete)
**Expected Completion:** T+60-90 min total (Wave 2) + Wave 1 + Wave 3 overlap
