# Phase 5: Master Control Center
**Role:** Team Lead / Orchestrator
**Mode:** Real-Time Monitoring & Coordination
**Status:** 🟢 ACTIVE EXECUTION
**Time:** 2026-02-06 02:27 UTC (T+12 min, checkpoint expected T+15)

---

## EXECUTIVE STATUS

### Overall Phase 5 Status
- **Wave 1:** ✅ COMPLETE (18 tests delivered, commit 222c51db2)
- **Wave 2:** 🟡 IN PROGRESS (3 agents Phase 1, 12 min elapsed / 15 min target)
- **Wave 3:** 📋 STANDBY (3 tasks ready, deploying at T+20)
- **Wave 4:** 🎯 STAGED (validation phase, ready at T+90)

### Timeline Projection
- **Current:** T+12 / T+90 elapsed (13% complete by time)
- **Next Checkpoint:** T+15 (Checkpoint 1 - Wave 2 Phase 1 complete)
- **Critical Gate:** T+20 (Gap 5.4 complete - Wave 3 trigger)
- **Target Completion:** T+65-75 (all 4 waves + validation)

### Test Coverage Trajectory
- Wave 1: 18 tests ✅
- Wave 2: 15 tests (8+1+6) executing now
- Wave 3: 30+ tests ready to deploy
- **Target Total:** 63+ tests

---

## REAL-TIME TASK BOARD

### Active Execution (3 Agents)

#### WAVE 2: Frontend Integration (Gaps 5.3-5.5)

**Task #6 - Gap 5.3: Frontend Integration Tests (8 tests)**
- Agent: integration-tests-architect
- Status: 🟡 Phase 1 IN PROGRESS
- Current Phase: Handlers + Test Data (10-15 min)
- Expected Ready: T+15 (handlers.ts + data.ts complete)
- Support: `PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` lines 423-509
- Checkpoint: Report "handlers ready" when Phase 1 done

**Task #7 - Gap 5.4: Temporal Snapshot Workflow (1 test) ⚠️ CRITICAL PATH**
- Agent: general-purpose
- Status: 🟡 Phase 1 IN PROGRESS
- Current Phase: Activities + Workflows (10-15 min)
- Expected Ready: T+15 (activities.go + workflows.go complete)
- Support: `PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` lines 511-621
- **GATE FOR WAVE 3:** Must signal completion by T+20
- Checkpoint: Report "activities + workflows ready" when Phase 1 done

**Task #8 - Gap 5.5: E2E Accessibility Tests (6 tests)**
- Agent: general-purpose
- Status: 🟡 Phase 1 IN PROGRESS
- Current Phase: Table Data + API Handlers (10-15 min)
- Expected Ready: T+15 (tableTestItems + handlers complete)
- Support: `PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` lines 623-741
- Checkpoint: Report "table data ready" when Phase 1 done

### Pending Deployment (Ready at T+20)

**Tasks #20-22: Wave 3 Gaps 5.6-5.8**
- Agent: api-performance-implementer
- Status: 📋 READY FOR DEPLOYMENT
- Trigger: Gap 5.4 Phase 1 complete + signal received
- Launch Time: T+20 (02:35 UTC)
- Brief: `PHASE_5_WAVE_3_LAUNCH_PACKAGE.md` (full deployment spec)

---

## CHECKPOINT PROTOCOL

### Checkpoint 1: T+15 (IMMINENT - ~3 min)

**Expected Reports (Incoming ~T+15):**
1. **Gap 5.3 Report:** "Phase 1 complete - handlers.ts + data.ts ready for Phase 2"
2. **Gap 5.4 Report:** "Phase 1 complete - activities.go + workflows.go ready for Phase 2" (CRITICAL)
3. **Gap 5.5 Report:** "Phase 1 complete - tableTestItems + handlers ready for Phase 2"

**Validation When Reports Arrive:**
```bash
# Compilation check
bun build frontend/apps/web    # Must succeed (0 errors)
go build ./backend              # Must succeed (0 errors)

# TypeScript check
bun run lint --fix             # 0 TypeScript errors required

# Code review
# Verify Phase 1 deliverables match:
# - PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md code sketches
# - acceptance criteria in task descriptions
```

**Checkpoint 1 Actions:**
- [ ] Receive 3 reports from agents
- [ ] Validate compilation + TypeScript
- [ ] Send 3 acknowledgments: "✅ Checkpoint 1 acknowledged - proceed to Phase 2"
- [ ] Update master status: Wave 2 Phase 2 starting
- [ ] Watch for Gap 5.4 test pass signal (triggers Wave 3)

---

### Checkpoint 2: T+30

**Expected:** All 3 Wave 2 gaps Phase 2 complete
- Gap 5.3: Cleanup hooks + async helpers complete
- Gap 5.4: Test setup + service wiring complete
- Gap 5.5: Fixture setup complete

**Actions:**
- [ ] Verify Phase 2 reports
- [ ] Validate code changes
- [ ] Approve Phase 3 progression
- [ ] Monitor Wave 3 Phase 1 progress

---

### Checkpoint 3: T+45-50

**Expected:** All 3 Wave 2 gaps Phase 3 complete (tests re-enabled)
- Gap 5.3: 8 tests re-enabled, validation in progress
- Gap 5.4: 1 test re-enabled, validation in progress
- Gap 5.5: 6 tests re-enabled, WCAG validation starting

**Actions:**
- [ ] Verify test re-enabling
- [ ] Monitor Phase 4 (validation) startup
- [ ] Check Wave 3 Phase 3 progress

---

### Checkpoint 4: T+60

**Expected:** Wave 2 & 3 Phase 4 complete
- Gap 5.3: 8/8 tests passing, 5x flake-free runs done
- Gap 5.4: 1/1 test passing, MinIO verified
- Gap 5.5: 6/6 tests passing, WCAG 2.1 AA verified
- Gap 5.6: 15+ tests passing, contract validation done
- Gap 5.7: GPU performance targets verified (10k <100ms)
- Gap 5.8: Spatial indexing targets verified (98% accuracy)

**Actions:**
- [ ] Verify all 30+ tests passing
- [ ] Confirm performance targets met
- [ ] Prepare final commit message
- [ ] Trigger Wave 4 validation

---

## CRITICAL PATH MONITORING

**Gap 5.4 (Temporal Snapshots) = Blocking Gate for Wave 3**

**Timeline:**
- T+15: activities.go + workflows.go Phase 1 complete
- T+20: Test pass signal → TRIGGER Wave 3
- T+30: Service integration + test setup Phase 2 complete
- T+45: Test re-enabled Phase 3 complete
- T+50: Test passing + MinIO verified Phase 4 complete

**If Gap 5.4 is Delayed:**
- Each 5-min delay = 5-min Wave 3 launch delay
- **Maximum acceptable:** +10 min (would push completion to T+75)
- If >10 min delay, escalate immediately

**Escalation Protocol for Gap 5.4 Blocker:**
1. Message general-purpose agent: "Status update needed on Gap 5.4?"
2. Check PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md for code sketches
3. If stuck on activities.go, provide direct code reference
4. If stuck on workflows.go, provide Temporal example
5. If escalation needed: gather full context + escalate to user

---

## MONITORING CHECKLIST

### Every 10 Minutes (Real-Time Pulse Check)
- [ ] Check TaskList for any status changes
- [ ] Watch for messages from any of the 6 agents
- [ ] Verify all 3 Wave 2 agents still `in_progress`
- [ ] No new blockers reported

### At T+15 Checkpoint 1
- [ ] Receive 3 Phase 1 completion reports
- [ ] Validate compilation (bun build, go build)
- [ ] Send 3 checkpoint acknowledgments
- [ ] Update master status document

### At T+20 Gap 5.4 Gate
- [ ] Watch for "Gap 5.4 Phase 1 complete" signal
- [ ] Send Wave 3 launch package to api-performance-implementer
- [ ] Deploy Tasks #20, #21, #22
- [ ] Update status: "🟢 Wave 3 LAUNCHED"

### At T+30 Checkpoint 2
- [ ] Verify Wave 2 Phase 2 complete
- [ ] Check Wave 3 Phase 1 progress
- [ ] Monitor critical path (Gap 5.7 GPU implementation)

### At T+45 Checkpoint 3
- [ ] Verify all tests re-enabled
- [ ] Monitor Phase 4 validation startup

### At T+60 Final Checkpoint
- [ ] Verify all 30+ tests passing
- [ ] Confirm GPU performance targets
- [ ] Prepare final commit

---

## COORDINATION COMMANDS

### To Send Report to Team
```markdown
### PHASE 5 COORDINATION REPORT

**Time:** T+XX (02:XX UTC)
**Status:** [SUMMARY]

**Wave 1:** ✅ COMPLETE
- 18 tests delivered (commit 222c51db2)

**Wave 2:** 🟡 IN PROGRESS
- Gap 5.3: [STATUS]
- Gap 5.4: [STATUS] (CRITICAL)
- Gap 5.5: [STATUS]

**Wave 3:** [STATUS]
- Awaiting Gap 5.4 trigger (T+20 target)

**Next:** [ACTION]
```

### To Acknowledge Checkpoint Completion
```markdown
✅ Checkpoint [N] ACKNOWLEDGED

Gap 5.X Phase [N] deliverables validated:
- [File 1] ✓ [Status]
- [File 2] ✓ [Status]
- [File 3] ✓ [Status]

Proceeding to Phase [N+1].
```

### To Deploy Wave 3
```markdown
✅ WAVE 3 LAUNCH AUTHORIZED

Gap 5.4 Phase 1 COMPLETE - Trigger received (T+20)
All 3 tasks deploying to api-performance-implementer:
- Task #20: Gap 5.6 (API Endpoints) - 40 min
- Task #21: Gap 5.7 (GPU Shaders) - 40 min [CRITICAL PATH]
- Task #22: Gap 5.8 (Spatial Indexing) - 32 min

Full briefing: PHASE_5_WAVE_3_LAUNCH_PACKAGE.md

Timeline: T+20 to T+60
Target: 30+ tests passing + performance targets verified
```

---

## RESOURCE INDEX

### Master Documentation
- **PHASE_5_LIVE_DASHBOARD.md** - Real-time execution status
- **PHASE_5_CHECKPOINT_1_STATUS.md** - Current checkpoint status
- **PHASE_5_WAVE_2_MONITORING_DASHBOARD.md** - Wave 2 detailed status
- **PHASE_5_WAVE_3_LAUNCH_PACKAGE.md** - Wave 3 full deployment spec

### Complete Technical Specs
- **PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md** (742 lines) - Gap 5.3-5.5
- **PHASE_5_GAPS_5_6_5_7_5_8_IMPLEMENTATION_PLAN.md** (1001 lines) - Gap 5.6-5.8

### Quick References
- **PHASE_5_3_5_5_AGENT_QUICK_START.md** - Step-by-step checklists per gap
- **PHASE_5_3_5_5_QUICK_REFERENCE.md** - One-pager + commands

### For Blockers
- Code sketches embedded in implementation plans
- Support docs have line references to solutions
- Escalation path clear (message agent → reference docs → escalate)

---

## SUCCESS METRICS

### Wave 2 (Checkpoints 1-4)
- [ ] Gap 5.3: 8/8 tests passing, 5x flake-free
- [ ] Gap 5.4: 1/1 test passing, MinIO verified, service wired
- [ ] Gap 5.5: 6/6 tests passing, WCAG 2.1 AA compliant
- **Total:** 15 tests passing by T+60

### Wave 3 (Checkpoints 1-4)
- [ ] Gap 5.6: 15+ tests passing, contract validation complete
- [ ] Gap 5.7: GPU implementations functional, 10k nodes <100ms, 50-100x speedup verified
- [ ] Gap 5.8: 98% culling accuracy, <5% memory overhead, <50ms for 5k edges
- **Total:** 30+ tests passing by T+60

### Overall Phase 5
- [ ] 63+ total tests implemented
- [ ] All 8 gaps closed (5.1-5.8)
- [ ] Quality score: 97-98/100
- [ ] Zero flaky tests
- [ ] All performance targets met
- [ ] 5 comprehensive commits created
- [ ] Ready for Phase 6

---

## NEXT ACTION

**Immediate (T+12 Now):**
Monitor incoming messages for any early reports from Wave 2 agents. Expect Checkpoint 1 reports at T+15.

**At T+15:**
Receive + validate Phase 1 completion reports. Send acknowledgments.

**At T+20:**
Deploy Wave 3 immediately upon Gap 5.4 signal.

**At T+60:**
Begin Wave 4 validation (final testing).

---

**Status: 🟢 MONITORING ACTIVE**
**All Systems: GO**
**Expected Completion: T+65-75 (2026-02-06 03:20-03:30 UTC)**
