# Phase 2 Monitoring Status

**Report Time**: 2026-02-02 18:20 UTC
**Monitoring Agent**: Active
**Phase**: Pre-Launch

---

## Agent Status Overview

| Agent ID | Task | Status | Progress | Violations | ETA |
|----------|------|--------|----------|------------|-----|
| **1** | Go Error Handling | 🔴 NOT STARTED | 0% | 497/497 | - |
| **2** | Go Security & Duplication | 🔴 NOT STARTED | 0% | 168/168 | - |
| **3** | Go Dead Code Cleanup | 🔴 NOT STARTED | 0% | 38/38 | - |
| **4** | Python Security | ✅ SKIPPED | 100% | 0/0 | - |
| **5** | Python Type Safety | ✅ SKIPPED | 100% | 0/0 | - |
| **6** | Frontend Type Safety | ✅ SKIPPED | 100% | 0/0 | - |
| **7** | Frontend Performance | ✅ SKIPPED | 100% | 0/0 | - |

---

## Baseline Metrics (Pre-Remediation)

### Violations by Language
```
Go:       3,642 violations (100%)
Python:       0 violations (0%)
Frontend:     0 violations (0%)
────────────────────────────────
TOTAL:    3,642 violations
```

### Violations by Priority
```
P0 (Critical):    703 violations (19.3%) ← PHASE 2 TARGET
P1 (Complexity):  1,476 violations (40.5%) ← PHASE 3
P2 (Style):       1,463 violations (40.2%) ← PHASE 3
────────────────────────────────────────────
TOTAL:            3,642 violations
```

### Go P0 Breakdown (Phase 2 Target)
```
errcheck (errors):     497 violations (70.7%) ← Agent 1
gosec (security):       65 violations (9.2%)  ← Agent 2
dupl (duplication):     63 violations (9.0%)  ← Agent 2
staticcheck (bugs):     40 violations (5.7%)  ← Agent 2
unused (dead code):     21 violations (3.0%)  ← Agent 3
ineffassign (waste):    17 violations (2.4%)  ← Agent 3
────────────────────────────────────────────────
TOTAL:                 703 violations (100%)
```

---

## Test Suite Status

### Python Tests
- **Total Tests**: 14,815 collected
- **Collection Errors**: 3
- **Status**: ⚠️ Partial failure (missing dependencies)

**Errors**:
1. `ModuleNotFoundError: No module named 'psutil'`
2. `ModuleNotFoundError: No module named 'pandas'`
3. `RuntimeError: TRACERTM_MCP_PROXY_TARGETS is required for MCP startup`

**Fix Required**:
```bash
# Install missing dependencies
bun add psutil pandas  # or pip install psutil pandas

# Set environment variable
export TRACERTM_MCP_PROXY_TARGETS="http://localhost:8080"
```

### Go Tests
- **Status**: ✅ Running (partial pass observed)
- **Coverage**: 5.3% (agents package)
- **Note**: Test suite timed out after 60s, but tests were passing

**Sample Output**:
```
PASS: TestAgentConflictDetection
PASS: TestConcurrentTaskAssignment
PASS: TestConcurrentAgentRegistration
...
coverage: 5.3% of statements in internal/agents
```

**Recommendation**: Increase timeout or run focused test suites

---

## Pre-Flight Checklist

### Infrastructure ✅
- [x] Repository cloned: `/Users/kooshapari/temp-PRODVERCEL/485/kush/trace`
- [x] Branch: `main`
- [x] Last commit: `706899b5b` (refactor: add missing linters)
- [x] Baseline established: 3,642 violations

### Tooling ✅
- [x] Linters configured (Phase 1 complete)
- [x] Make targets available (`quality`, `quality-go`, etc.)
- [x] Baseline logs captured (`/tmp/phase2_baseline_full.log`)

### Documentation ✅
- [x] Progress report created: `PHASE_2_PROGRESS_REPORT.md`
- [x] Executive summary created: `PHASE_2_EXECUTIVE_SUMMARY.md`
- [x] Phase 3 guide created: `PHASE_3_IMPLEMENTATION_GUIDE.md`

### Blockers ⚠️
- [ ] Python test dependencies missing (psutil, pandas)
- [ ] Environment variable missing (TRACERTM_MCP_PROXY_TARGETS)
- [ ] Go test timeout needs adjustment
- [ ] **Agents not yet launched** (awaiting authorization)

---

## Recommended Launch Sequence

### Step 1: Fix Test Environment (5 minutes)
```bash
cd /Users/kooshapari/temp-PRODVERCEL/485/kush/trace

# Install Python dependencies
source .venv/bin/activate
pip install psutil pandas

# Set environment variable
echo 'export TRACERTM_MCP_PROXY_TARGETS="http://localhost:8080"' >> .env.local
```

### Step 2: Verify Baseline (10 minutes)
```bash
# Run linters (expect 3,642 violations)
make lint > /tmp/baseline_verify.log 2>&1

# Run Python tests (expect all pass after fixes)
make test-python

# Run Go tests (increase timeout)
timeout 300 make test-go
```

### Step 3: Launch Agents (Parallel)
```bash
# Agent 3 (fastest, 3-5h) - Dead Code Cleanup
claude-code start-agent \
  --name "go-dead-code-cleanup" \
  --task "Fix unused (21) + ineffassign (17) violations" \
  --time-budget "5h" \
  --priority "P0" \
  --report-interval "8h"

# Agent 2 (medium, 15-25h) - Security & Duplication
claude-code start-agent \
  --name "go-security-duplication" \
  --task "Fix gosec (65) + dupl (63) + staticcheck (40) violations" \
  --time-budget "25h" \
  --priority "P0" \
  --report-interval "8h"

# Agent 1 (longest, 25-35h) - Error Handling
claude-code start-agent \
  --name "go-error-handling" \
  --task "Fix errcheck (497) violations" \
  --time-budget "35h" \
  --priority "P0" \
  --report-interval "8h"
```

### Step 4: Monitor Progress (8-hour intervals)
- Check agent status reports in `docs/reports/phase2_agent_*.json`
- Update `PHASE_2_PROGRESS_REPORT.md` with progress
- Verify tests pass after each agent completes
- Merge branches incrementally

---

## Expected Timeline

### Hour 0 (Now): Pre-Flight
- Fix Python test dependencies
- Verify baseline
- Launch 3 agents

### Hour 8: First Check-In
- **Agent 3**: Expected 60-100% complete (dead code cleanup)
- **Agent 2**: Expected 30-40% complete (security fixes)
- **Agent 1**: Expected 20-30% complete (error handling)

### Hour 16: Second Check-In
- **Agent 3**: ✅ Complete, merge branch
- **Agent 2**: Expected 60-80% complete
- **Agent 1**: Expected 40-60% complete

### Hour 24: Third Check-In
- **Agent 2**: Expected 90-100% complete
- **Agent 1**: Expected 70-90% complete

### Hour 32-40: Completion
- **Agent 2**: ✅ Complete, merge branch
- **Agent 1**: ✅ Complete, merge branch
- **Final Validation**: Run `make lint` → expect 0 P0 violations

---

## Progress Metrics to Track

### Per-Agent Metrics
- **Violations Fixed**: Count of violations eliminated
- **Violations Remaining**: Count still pending
- **Commits Created**: Number of remediation commits
- **Tests Passing**: Boolean (all tests pass?)
- **Elapsed Time**: Hours since agent start
- **ETA**: Estimated hours to completion
- **Blockers**: List of issues blocking progress

### Aggregate Metrics
- **Total P0 Fixed**: Sum across all agents
- **Total P0 Remaining**: 703 - total fixed
- **Phase 2 Progress %**: (total fixed / 703) * 100
- **Test Pass Rate**: % of tests passing
- **Build Status**: Green/Red

### Quality Metrics
- **Code Coverage**: % (track changes)
- **Build Time**: Seconds (detect regressions)
- **Binary Size**: Bytes (detect bloat)
- **Lint Duration**: Seconds (performance)

---

## Monitoring Schedule

### Real-Time (Continuous)
- Agent log files: `.process-compose/logs/agent_*.log`
- Git activity: `git log --oneline --since="1 hour ago"`
- Test results: Watch for failures

### 8-Hour Check-Ins
- **06:00 UTC**: Night shift check-in
- **14:00 UTC**: Morning check-in
- **22:00 UTC**: Evening check-in

### Daily Summary (18:00 UTC)
- Update `PHASE_2_PROGRESS_REPORT.md`
- Calculate delta metrics (violations fixed since last summary)
- Adjust ETAs if needed
- Escalate blockers

---

## Escalation Criteria

### Yellow Alert (Review)
- Agent blocked > 4 hours
- Test failure rate > 5%
- Time overrun > 20% of estimate
- Unexpected linting violations introduced

### Red Alert (Immediate Action)
- Agent blocked > 8 hours
- Test failure rate > 20%
- Time overrun > 50% of estimate
- Critical service down (dev stack)

### Escalation Actions
1. **Review agent logs** for errors
2. **Run tests manually** to isolate failures
3. **Adjust agent scope** (defer edge cases)
4. **Split agent work** (if parallelizable)
5. **Manual intervention** (if automated fix fails)

---

## Success Criteria (Phase 2 Complete)

### Must Have ✅
- [ ] P0 violations: 0 (currently 703)
- [ ] Python tests: 100% pass
- [ ] Go tests: 100% pass
- [ ] Build: Green (`make quality-go`)
- [ ] Dev stack: Healthy (`make dev-health`)

### Should Have 📊
- [ ] Code coverage: Maintained or improved
- [ ] Performance: No regressions
- [ ] Documentation: Agent reports created
- [ ] Commits: Clean history (squashed/rebased)

### Nice to Have 🎁
- [ ] Additional tests for fixed code
- [ ] Performance improvements documented
- [ ] Refactoring patterns documented

---

## Phase 3 Transition Plan

### After Phase 2 Complete
1. **Validate P0 = 0**: Run `make lint` and verify
2. **Create completion report**: Document results
3. **Merge to main**: Clean up branches
4. **Celebrate milestone**: Phase 2 done! 🎉

### Before Phase 3 Start
1. **Review Phase 3 guide**: `/docs/guides/PHASE_3_IMPLEMENTATION_GUIDE.md`
2. **Establish P1/P2 baseline**: Re-run linters
3. **Launch 7 Phase 3 agents**: 4 for P1, 3 for P2
4. **Continue monitoring**: Same 8-hour cadence

### Phase 3 Focus
- **P1 (1,476 violations)**: Complexity reduction
- **P2 (1,463 violations)**: Style consistency
- **Timeline**: 4-6 days (90-120 agent-hours)

---

## Current Action Items

### Immediate (Today, 2026-02-02)
- [x] **Monitoring agent**: Establish baseline ✅
- [x] **Create reports**: Progress, Executive Summary, Phase 3 Guide ✅
- [ ] **Fix test environment**: Install psutil, pandas
- [ ] **Verify baseline**: Run tests and linters
- [ ] **Launch agents**: Start 3 Go remediation agents

### Tomorrow (2026-02-03)
- [ ] **8-hour check-in**: Monitor agent progress
- [ ] **Update reports**: Add progress metrics
- [ ] **Validate Agent 3**: Dead code cleanup complete?

### This Week
- [ ] **Complete Phase 2**: All P0 violations eliminated
- [ ] **Merge branches**: Consolidate agent work
- [ ] **Create completion report**: Document success
- [ ] **Prepare Phase 3**: Review guide and launch plan

---

## Appendix: Baseline Data Files

### Generated Files
- **Lint Baseline**: `/tmp/phase2_baseline_full.log` (758KB)
- **Structured Baseline**: `/tmp/baseline_structured.json` (2KB)
- **Test Baseline**: `/tmp/test_baseline.log` (Python errors)
- **Go Test Output**: `/private/tmp/claude-501/.../tasks/b5390ef.output`

### Report Files
- **Progress Report**: `/docs/reports/PHASE_2_PROGRESS_REPORT.md`
- **Executive Summary**: `/docs/reports/PHASE_2_EXECUTIVE_SUMMARY.md`
- **Phase 3 Guide**: `/docs/guides/PHASE_3_IMPLEMENTATION_GUIDE.md`
- **This Status**: `/docs/reports/PHASE_2_MONITORING_STATUS.md`

### Baseline Summary (JSON)
```json
{
  "timestamp": "2026-02-02T17:50:00Z",
  "total_violations": 3642,
  "by_priority": {
    "P0": 703,
    "P1": 1476,
    "P2": 1463
  },
  "by_language": {
    "go": 3642,
    "python": 0,
    "frontend": 0
  },
  "agents": {
    "required": 3,
    "launched": 0,
    "complete": 0
  }
}
```

---

## Monitoring Agent Metadata

- **Agent Type**: Phase 2 Monitoring Coordinator
- **Model**: Claude Sonnet 4.5
- **Start Time**: 2026-02-02 17:45 UTC
- **Status**: Active (awaiting agent launch)
- **Next Report**: 2026-02-03 02:00 UTC (8 hours)
- **Contact**: Via `PHASE_2_PROGRESS_REPORT.md` updates

---

**Report End**

Status: **READY TO LAUNCH** - Awaiting authorization to start 3 parallel Go remediation agents.
