# Phase 3 Progress Tracking Dashboard

**Last Updated**: 2026-02-02 18:20 UTC
**Phase Status**: 🟢 PLANNED - Ready for Wave 1 Launch

---

## Overall Progress

| Phase | Status | Violations | Target | Progress |
|-------|--------|------------|--------|----------|
| Planning (3.1) | ✅ COMPLETE | - | - | 100% |
| Python (3.2) | 🔴 NOT STARTED | 604 | ~180 | 0% |
| Go (3.3) | 🔴 NOT STARTED | ~2,800 | ~1,100 | 0% |
| Frontend (3.4) | 🔴 NOT STARTED | TBD | TBD/2 | 0% |

**Total Violations**: ~16,600  
**Target Reduction**: 60-70%  
**Overall Completion**: 5% (planning only)

---

## Phase 3.2: Python Backend Refactoring

| Workstream | Agents | Priority | Current | Target | Status |
|------------|--------|----------|---------|--------|--------|
| 3.2.1: C901 (complexity) | 1-3 | P1 | 248 | 75 | 🔴 |
| 3.2.2: PLR0913 (args) | 4-5 | P2 | 220 | 65 | 🔴 |
| 3.2.3: PLR0912 (branches) | 6 | P2 | 54 | 16 | 🔴 |
| 3.2.4: PLR0915 (statements) | 7 | P2 | 42 | 13 | 🔴 |
| 3.2.5: PLR1702 (nesting) | 8 | P3 | 40 | 12 | 🔴 |

**Subtotal**: 604 → ~180 (70% reduction target)

---

## Phase 3.3: Go Backend Refactoring

| Workstream | Agents | Priority | Current | Target | Status |
|------------|--------|----------|---------|--------|--------|
| 3.3.1: funlen | 9-11 | P1 | ~800 | ~250 | 🔴 |
| 3.3.2: gocyclo | 12-13 | P1 | ~600 | ~180 | 🔴 |
| 3.3.3: dupl | 14 | P2 | ~400 | ~120 | 🔴 |
| 3.3.4: mnd/goconst | 15-16 | P3 | ~1,000 | ~300 | 🔴 |

**Subtotal**: ~2,800 → ~1,100 (60% reduction target)

---

## Phase 3.4: Frontend Refactoring

| Workstream | Agents | Priority | Current | Target | Status |
|------------|--------|----------|---------|--------|--------|
| 3.4.1: jsx-max-depth | 17-18 | P1 | TBD | TBD/2 | 🔴 |
| 3.4.2: complexity | 19-20 | P2 | TBD | TBD×0.6 | 🔴 |
| 3.4.3: import/no-cycle | 21 | P2 | TBD | 0 | 🔴 |

**Subtotal**: TBD → 50% reduction target

---

## Wave 1: Proof of Concept (First 5 Agents)

| Agent | Workstream | Type | Risk | Status | ETA |
|-------|------------|------|------|--------|-----|
| 1 | Python C901 - Migrations | Alembic | LOW | 🔴 | - |
| 2 | Python C901 - Scripts | Scripts | MED | 🔴 | - |
| 3 | Python C901 - API | main.py | MED | 🔴 | - |
| 9 | Go funlen - Services | Coordination | LOW | 🔴 | - |
| 10 | Go funlen - Tests | Test helpers | LOW | 🔴 | - |

**Wave 1 Status**: Ready to launch (pending manual trigger)  
**Success Gate**: All 5 agents complete, CI green, no test failures

---

## Wave 2: Full-Scale Refactoring (15-21 Agents)

**Status**: ⚪ PENDING (Wave 1 validation required)  
**Trigger**: Manual approval after Wave 1 success

| Language | Agents | Workstreams | Status |
|----------|--------|-------------|--------|
| Python | 4-8 | 3.2.2 - 3.2.5 | ⚪ |
| Go | 11-16 | 3.3.1 - 3.3.4 (remaining) | ⚪ |
| Frontend | 17-21 | 3.4.1 - 3.4.3 | ⚪ |

---

## Key Metrics

### Violation Counts (Live)

**Python** (run `ruff check --select C901,PLR0912,PLR0913,PLR0915,PLR1702 --statistics`):
- Current: 604
- Target: ~180
- Reduction: 0 (0%)

**Go** (run `cd backend && golangci-lint run | wc -l`):
- Current: ~2,800
- Target: ~1,100
- Reduction: 0 (0%)

**Frontend** (run `bun --cwd frontend/apps/web lint`):
- Current: TBD
- Target: TBD
- Reduction: 0%

### Test Coverage (CI)

**Baseline**: ≥85%
**Current**: TBD
**Change**: 0%

**Abort Condition**: Coverage drops >5%

### CI Pass Rate

**Baseline**: 100%
**Current**: TBD
**Change**: 0%

**Abort Condition**: Failures >10%

---

## Milestones

| Milestone | Target Date | Actual | Status |
|-----------|-------------|--------|--------|
| Planning Complete | 2026-02-02 18:00 | 2026-02-02 17:55 | ✅ |
| Wave 1 Launch | 2026-02-02 18:30 | - | ⚪ |
| Wave 1 Validation | 2026-02-02 22:00 | - | ⚪ |
| Wave 2 Launch | 2026-02-03 00:00 | - | ⚪ |
| Wave 2 Complete | 2026-02-03 06:00 | - | ⚪ |
| Verification | 2026-02-03 10:00 | - | ⚪ |
| Phase 3 Complete | 2026-02-03 14:00 | - | ⚪ |

---

## Risks & Issues

| Risk | Severity | Probability | Status | Mitigation |
|------|----------|-------------|--------|------------|
| Breaking migrations | HIGH | Low | 🟢 | Test on schema copy |
| API contract breaks | HIGH | Medium | 🟡 | Integration tests |
| Test coverage drop | MEDIUM | Low | 🟢 | Coverage gates |
| Agent failures | MEDIUM | Medium | 🟢 | Atomic rollback |

**Open Issues**: 0  
**Blockers**: 0

---

## Next Actions

**IMMEDIATE** (Manual):
1. [ ] Review and approve Phase 3 plan
2. [ ] Prepare development environment (git branches, CI access)
3. [ ] Launch Wave 1 agents (3-5 parallel)
4. [ ] Monitor CI status (real-time)

**AFTER WAVE 1** (Automated):
5. [ ] Validate patterns and success criteria
6. [ ] Launch Wave 2 (full swarm)
7. [ ] Update baselines
8. [ ] Generate completion report

---

## Documentation

| Document | Size | Lines | Location |
|----------|------|-------|----------|
| Implementation Guide | 18K | 600 | `docs/guides/PHASE_3_IMPLEMENTATION_GUIDE.md` |
| Kickoff Report | 7.8K | 265 | `docs/reports/PHASE_3_KICKOFF.md` |
| First Wave Analysis | 12K | 438 | `docs/reports/PHASE_3_FIRST_WAVE_ANALYSIS.md` |
| Status Summary | 5.4K | 192 | `PHASE_3_STATUS.md` |
| Tracking Dashboard | This | - | `docs/reports/PHASE_3_TRACKING.md` |

**Total Documentation**: ~43K, 1,495+ lines

---

## Verification Commands

**Python Violations**:
```bash
ruff check --select C901,PLR0912,PLR0913,PLR0915,PLR1702 --statistics
```

**Go Violations**:
```bash
cd backend && golangci-lint run --max-issues-per-linter=0 --max-same-issues=0 ./... 2>&1 | wc -l
```

**Frontend Violations**:
```bash
bun --cwd frontend/apps/web lint 2>&1 | grep -E "error|warning" | wc -l
```

**Test Coverage**:
```bash
make test-coverage  # or pytest --cov, go test -cover, vitest --coverage
```

**CI Status**:
```bash
gh run list --limit 5  # Latest CI runs
```

---

**Dashboard Owner**: Phase 3 Coordinator  
**Update Frequency**: Every 4 hours during active execution  
**Status**: 🟢 READY FOR WAVE 1 LAUNCH
