# Phase 5: Wave 2 Monitoring Dashboard

**Status:** 🟢 LIVE EXECUTION - All 3 Gaps Parallel
**Generated:** 2026-02-06 02:30 UTC
**Report Type:** Real-Time Agent Coordination Dashboard

---

## EXECUTIVE SUMMARY

**Wave 2 Configuration:**
- Start Time: 2026-02-06 02:15 UTC
- Elapsed: ~15 minutes
- Current Phase: 1 of 4 (Handlers + Data + Activities)
- Expected Checkpoint 1: T+15 min (~02:30 UTC) - IMMINENT

**3 Agents Executing in Parallel:**
1. **integration-tests-architect** (Task #6) - Gap 5.3 (8 tests)
2. **general-purpose** (Task #7) - Gap 5.4 (1 test, CRITICAL PATH)
3. **general-purpose** (Task #8) - Gap 5.5 (6 tests)

**Critical Path:** Gap 5.4 must complete by T+20 to stay on schedule (blocks Wave 3)

---

## REAL-TIME STATUS GRID

| Gap | Owner | Task | Phase 1 Target | Phase 1 Status | ETA Checkpoint 1 | Blocker |
|-----|-------|------|---|---|---|---|
| **5.3** | integration-tests-architect | #6 | handlers.ts + data.ts | 🟢 LIVE | ~02:30 | None |
| **5.4** | general-purpose | #7 | activities.go + workflows.go | 🟡 STARTING | ~02:30 | None (CRITICAL) |
| **5.5** | general-purpose | #8 | tableTestItems + handlers | 🟡 STARTING | ~02:30 | None |

**Legend:** 🟢 = Active, 🟡 = Starting, ⏳ = Queued, ❌ = Blocked

---

## DETAILED AGENT STATUS

### Agent 1: integration-tests-architect (Task #6 - Gap 5.3)

**Gap:** 5.3 - Frontend Integration Tests (8 tests)
**Mission:** Implement MSW handlers, test data, cleanup, async helpers
**Current Phase:** 1 of 4 - Handlers + Data (10-15 min)
**Progress Estimate:** ~50% complete (handlers in progress)

**Phase 1 Deliverables:**
- [ ] handlers.ts: MSW endpoints for templates, search, export, items
- [ ] data.ts: Extended mockItems, mockReports
- **Expected Ready:** ~02:30 UTC

**Support Provided:**
- ✅ PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (742 lines)
- ✅ Code sketches (lines 423-509)
- ✅ MSW handler templates
- ✅ Test data fixtures

**Next Phase (Phase 2):**
- setup.ts: Global cleanup + setup hooks
- async-test-helpers.ts: waitForData, waitForMutation, etc.
- Full implementation with race condition guards

**Success Criteria Phase 4:**
- ✅ 8/8 tests passing
- ✅ 5x consecutive runs without flakes
- ✅ Coverage ≥85% maintained

**Risk Factors:**
- Cross-test contamination (mitigation: cleanup hooks in setup.ts)
- Async race conditions (mitigation: explicit wait patterns)

**Communication Channel:** Direct message to team-lead if blocked

---

### Agent 2: general-purpose (Task #7 - Gap 5.4) ⚠️ CRITICAL PATH

**Gap:** 5.4 - Temporal Snapshot Workflow (1 test)
**Mission:** Create temporal activities, workflows, test setup, service wiring
**Current Phase:** 1 of 4 - Activities + Workflows (10-15 min)
**Progress Estimate:** ~40% complete (startup phase)

**Phase 1 Deliverables:**
- [ ] activities.go: QuerySnapshot, CreateSnapshot, UploadSnapshot
- [ ] workflows.go: SnapshotWorkflow with retry policies
- **Expected Ready:** ~02:30 UTC

**Support Provided:**
- ✅ PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (lines 511-621)
- ✅ Code sketches for activities + workflows
- ✅ Temporal testing framework
- ✅ MinIO integration setup

**Next Phase (Phase 2):**
- Test setup: Temporal test server + MinIO mock
- Service integration: Wiring snapshot service
- Temporal retry policies

**Phase 3 (Tests):**
- Re-enable test_scheduled_snapshot_workflow
- Verify MinIO integration
- Test workflow retries

**Success Criteria Phase 4:**
- ✅ 1/1 test passing
- ✅ MinIO verified
- ✅ Metadata properly updated
- ✅ All retries tested

**CRITICAL PATH MONITORING:**
- **Time Budget:** Must complete by T+20 min (02:35 UTC)
- **Blocker For:** Wave 3 GPU work (Gap 5.7)
- **Current Status:** On track (Phase 1 ~40% complete)
- **Risk:** Time slippage blocks Wave 3 start
- **Escalation:** If not ready by T+18, notify team-lead immediately

**Communication Channel:** Direct message to team-lead on any delays

---

### Agent 3: general-purpose (Task #8 - Gap 5.5)

**Gap:** 5.5 - E2E Accessibility Tests (6 tests)
**Mission:** Create table test data, API handlers, WCAG validation
**Current Phase:** 1 of 4 - Data + Handlers (10-15 min)
**Progress Estimate:** ~40% complete (startup phase)

**Phase 1 Deliverables:**
- [ ] tableTestItems: 7+ item fixtures with various properties
- [ ] API handlers: /api/v1/items endpoints for test data
- **Expected Ready:** ~02:30 UTC

**Support Provided:**
- ✅ PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (lines 623-651)
- ✅ Code sketches for table data + handlers
- ✅ WCAG 2.1 AA validation checklist
- ✅ Keyboard navigation test patterns

**Next Phase (Phase 2):**
- Fixture setup: Global setup in setup.ts
- Handler registration: Test data endpoints
- WCAG compliance baseline

**Phase 3 (Tests):**
- Re-enable 6 accessibility tests
- Keyboard navigation testing
- WCAG 2.1 AA validation

**Success Criteria Phase 4:**
- ✅ 6/6 tests passing
- ✅ WCAG 2.1 AA compliant
- ✅ Keyboard navigation verified
- ✅ Coverage ≥85% maintained

**Risk Factors:**
- WCAG compliance complexity (mitigation: validation checklist provided)
- Keyboard navigation edge cases (mitigation: test patterns documented)

**Communication Channel:** Direct message to team-lead if blocked

---

## CHECKPOINT PROTOCOL & SYNCHRONIZATION

### Checkpoint 1 (Phase 1 Complete) - Expected T+15 min (~02:30 UTC)

**Expected Agent Reports:**
```
From integration-tests-architect (Gap 5.3):
  ✅ Phase 1 COMPLETE
     - handlers.ts updated (MSW endpoints ready)
     - data.ts extended (mockItems, mockReports)
     - Ready to proceed to Phase 2

From general-purpose (Gap 5.4):
  ✅ Phase 1 COMPLETE
     - activities.go created (QuerySnapshot, CreateSnapshot, UploadSnapshot)
     - workflows.go created (SnapshotWorkflow with retries)
     - Ready to proceed to Phase 2 (CRITICAL: on schedule)

From general-purpose (Gap 5.5):
  ✅ Phase 1 COMPLETE
     - tableTestItems created (7+ fixtures)
     - API handlers implemented (/api/v1/items)
     - Ready to proceed to Phase 2
```

**Team Lead Action on Checkpoint 1:**
1. ✅ Acknowledge all 3 agent reports
2. ✅ Verify Gap 5.4 is on schedule (CRITICAL PATH CHECK)
3. ✅ Direct all agents to Phase 2:
   - Gap 5.3: "Proceed to Phase 2 - cleanup + async helpers"
   - Gap 5.4: "Proceed to Phase 2 - test setup + service wiring"
   - Gap 5.5: "Proceed to Phase 2 - fixture setup + API integration"
4. ✅ Start monitoring Gap 5.4 time budget (must signal by T+20)
5. ✅ Prepare Wave 3 dispatch documentation (ready)

---

### Checkpoint 2 (Phase 2 Complete) - Expected T+30 min (~02:45 UTC)

**Expected Agent Reports:**
```
From integration-tests-architect (Gap 5.3):
  ✅ Phase 2 COMPLETE
     - setup.ts cleanup hooks added
     - async-test-helpers.ts created
     - Global fixtures ready
     - Ready to proceed to Phase 3 (re-enable tests)

From general-purpose (Gap 5.4):
  ✅ Phase 2 COMPLETE
     - Test setup complete (Temporal server + MinIO)
     - service.go wired to SnapshotWorkflow
     - All retry policies configured
     - Ready to proceed to Phase 3 (test enablement)
     - ⏰ CRITICAL PATH: Completed in time - Wave 3 dispatch authorized

From general-purpose (Gap 5.5):
  ✅ Phase 2 COMPLETE
     - Global fixtures in setup.ts registered
     - API handlers tested + integrated
     - WCAG compliance baseline established
     - Ready to proceed to Phase 3 (test enablement)
```

**Team Lead Action on Checkpoint 2:**
1. ✅ Acknowledge all 3 agent reports
2. ✅ Verify Gap 5.4 still on schedule (at T+30, Gap 5.7 window still open)
3. ✅ Direct all agents to Phase 3:
   - "Re-enable all tests and begin validation"
4. ✅ **DISPATCH WAVE 3 IMMEDIATELY** if Gap 5.4 near completion
   - Send Wave 3 Readiness Brief to api-performance-implementer
   - Signal: "Gap 5.4 checkpoint 2 complete, Wave 3 authorized to begin"

---

### Checkpoint 3 (Phase 3 Complete) - Expected T+45 min (~03:00 UTC)

**Expected Agent Reports:**
```
From integration-tests-architect (Gap 5.3):
  ✅ Phase 3 COMPLETE
     - 8 tests re-enabled
     - All tests ready for Phase 4 validation
     - Proceeding to Phase 4 (run tests 5x)

From general-purpose (Gap 5.4):
  ✅ Phase 3 COMPLETE
     - test_scheduled_snapshot_workflow ready
     - MinIO integration verified
     - Temporal retry policies tested
     - Proceeding to Phase 4 (validation run)

From general-purpose (Gap 5.5):
  ✅ Phase 3 COMPLETE
     - 6 tests re-enabled
     - WCAG compliance scan complete
     - Proceeding to Phase 4 (validation run)
```

**Team Lead Action on Checkpoint 3:**
1. ✅ Acknowledge all 3 agent reports
2. ✅ Verify all tests are re-enabled across all gaps
3. ✅ Direct agents to Phase 4: "Run full test suites (5x verification)"
4. ✅ Monitor Wave 3 progress (should be in Phase 2-3 of GPU work)
5. ✅ Prepare final commits documentation

---

### Checkpoint 4 (Phase 4 Complete) - Expected T+60-90 min (~03:15-03:45 UTC)

**Expected Agent Reports:**
```
From integration-tests-architect (Gap 5.3):
  ✅ PHASE 4 COMPLETE - ALL TESTS PASSING
     - 8/8 tests passing
     - 5x consecutive runs without flakes: ✅
     - Coverage ≥85% verified: ✅
     - Commit ready for merge

From general-purpose (Gap 5.4):
  ✅ PHASE 4 COMPLETE - TEST PASSING
     - 1/1 test passing
     - MinIO integration verified: ✅
     - Metadata properly updated: ✅
     - Commit ready for merge

From general-purpose (Gap 5.5):
  ✅ PHASE 4 COMPLETE - ALL TESTS PASSING
     - 6/6 tests passing
     - WCAG 2.1 AA verified: ✅
     - Keyboard navigation tested: ✅
     - Commit ready for merge
```

**Team Lead Action on Checkpoint 4:**
1. ✅ Acknowledge all 3 agent reports
2. ✅ Verify 15/15 tests passing (100% success)
3. ✅ Verify 5x flake-free verification complete
4. ✅ Verify coverage ≥85% maintained
5. ✅ Wait for Wave 3 GPU completion
6. ✅ Generate Phase 5 final report
7. ✅ Coordinate final commits

---

## CRITICAL PATH MONITORING

### Gap 5.4 Time Budget: T+20 min (02:35 UTC)

**Why Critical:**
- Gap 5.4 (Temporal Snapshots) must complete by T+20
- Gap 5.7 (GPU Shaders - Wave 3) depends on Gap 5.4 completion signal
- Gap 5.7 takes 40 minutes (longest Wave 3 task)
- If Gap 5.4 slips past T+20, Wave 3 GPU work delayed

**Monitoring Strategy:**
- At T+10 (02:25): Check Task #7 progress (should be 50% through Phase 1)
- At T+15 (02:30): Checkpoint 1 report due (Gap 5.4 activities + workflows complete)
- At T+18 (02:33): If not seeing completion signal, message agent asking ETA
- At T+20 (02:35): Gap 5.4 must be ready for Phase 2
- At T+30 (02:45): Checkpoint 2 report confirms Gap 5.4 Phase 2 complete

**Escalation Path:**
1. At T+18: "Gap 5.4, what's your current status? When will Phase 1 be done?"
2. If delayed beyond T+22: "Gap 5.4 delay noted. Wave 3 GPU dispatch will be delayed accordingly."
3. If blocked: Ask for specific blocker, provide immediate support

---

## TEAM LEAD MONITORING CHECKLIST

### Every 5-10 Minutes (Immediate):
- [ ] Check TaskList for status updates
- [ ] Watch for incoming messages from agents
- [ ] Monitor critical path (Gap 5.4 time budget)

### T+15 Checkpoint (02:30 UTC):
- [ ] Expect 3 messages (Gap 5.3, 5.4, 5.5 Phase 1 complete)
- [ ] Verify Phase 1 deliverables mentioned
- [ ] Acknowledge each agent
- [ ] Direct all to Phase 2
- [ ] Check Gap 5.4 explicitly for schedule status

### T+20 (02:35 UTC):
- [ ] If Gap 5.4 complete, immediately dispatch Wave 3
- [ ] If Gap 5.4 delayed, adjust Wave 3 start time
- [ ] Confirm api-performance-implementer received Wave 3 Readiness Brief

### T+30 Checkpoint (02:45 UTC):
- [ ] Expect 3 messages (Gap 5.3, 5.4, 5.5 Phase 2 complete)
- [ ] Verify Phase 2 deliverables
- [ ] Confirm Gap 5.4 still on schedule (critical path)
- [ ] Direct all to Phase 3
- [ ] Monitor Wave 3 progress (should be 50% through Phase 1)

### T+45 Checkpoint (03:00 UTC):
- [ ] Expect 3 messages (all tests re-enabled)
- [ ] Verify all 15 tests ready for validation
- [ ] Direct all to Phase 4 (run tests)
- [ ] Monitor Wave 3 Phase 2 (test setup)

### T+60-90 Checkpoint (03:15-03:45 UTC):
- [ ] Expect 3 messages (all tests passing)
- [ ] Verify 15/15 tests passing
- [ ] Verify 5x flake-free verification complete
- [ ] Expect Wave 3 completion reports
- [ ] Prepare Phase 5 final report

---

## SUPPORT & ESCALATION

### For integration-tests-architect (Gap 5.3):
**Blocker Channels:**
- Direct message to team-lead
- Check PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (lines 423-509)
- Check code sketches in master plan

**Common Issues & Fixes:**
- MSW handler not mocking correctly: Verify endpoint path matches test request
- Test data fixtures missing: Add to mocks/data.ts with proper structure
- Cleanup contamination: Add explicit cleanup in setup.ts

### For general-purpose (Gap 5.4) - CRITICAL PATH:
**Blocker Channels:**
- Direct message to team-lead immediately (high priority)
- Check PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (lines 511-621)
- Check Temporal documentation links in master plan

**Common Issues & Fixes:**
- Temporal test server not starting: Verify temporal-cli installed, check logs
- Activities not registering: Verify workflow.RegisterActivity() called
- MinIO integration failing: Check minio-js client setup in test

**Critical Path Escalation:**
- If delayed past T+18, notify team-lead immediately
- If time slippage >5 min, discuss Wave 3 delay implications
- If blocked >10 min, request additional support resources

### For general-purpose (Gap 5.5):
**Blocker Channels:**
- Direct message to team-lead
- Check PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (lines 623-651)
- Check WCAG 2.1 AA validation checklist

**Common Issues & Fixes:**
- Table test data incomplete: Add 7+ items with various properties
- API handlers not responding: Verify handler registration in MSW
- WCAG compliance failing: Use axe-core for automated scanning

---

## SUCCESS METRICS (LIVE TRACKING)

### Phase 1 Success:
- ✅ handlers.ts updated with MSW endpoints
- ✅ activities.go + workflows.go created
- ✅ tableTestItems + handlers added
- **Expected:** All ready by ~02:30 UTC

### Phase 2 Success:
- ✅ setup.ts cleanup hooks working
- ✅ Temporal test environment ready
- ✅ Global fixtures registered
- **Expected:** All ready by ~02:45 UTC

### Phase 3 Success:
- ✅ 8 tests re-enabled (Gap 5.3)
- ✅ 1 test re-enabled (Gap 5.4)
- ✅ 6 tests re-enabled (Gap 5.5)
- **Expected:** All ready by ~03:00 UTC

### Phase 4 Success:
- ✅ 8/8 tests passing (Gap 5.3)
- ✅ 1/1 test passing (Gap 5.4)
- ✅ 6/6 tests passing (Gap 5.5)
- ✅ 5x flake-free verification
- ✅ Coverage ≥85% maintained
- **Expected:** All done by ~03:15-03:45 UTC

### Wave 2 Overall Success:
- ✅ 15/15 tests passing
- ✅ 5x flake-free runs verified
- ✅ 85%+ coverage maintained
- ✅ 3 comprehensive commits created
- ✅ Ready for Phase 5 final validation

---

## NEXT ACTIONS

**Immediate (Now):**
1. ✅ Monitor TaskList every 5-10 min
2. ✅ Watch for Checkpoint 1 messages (~02:30)
3. ✅ Have Wave 3 Readiness Brief ready to dispatch

**At Checkpoint 1 (~02:30):**
1. ⏳ Receive 3 agent messages
2. ⏳ Acknowledge each agent
3. ⏳ Direct all to Phase 2
4. ⏳ Monitor Gap 5.4 critical path

**At T+20 (~02:35):**
1. ⏳ Dispatch Wave 3 if Gap 5.4 signals completion
2. ⏳ Send Wave 3 Readiness Brief to api-performance-implementer
3. ⏳ Confirm GPU work has begun

**Throughout Execution:**
1. ⏳ Monitor critical path (Gap 5.4 time budget)
2. ⏳ Support any blockers
3. ⏳ Track all 4 checkpoints
4. ⏳ Coordinate Wave 3 + Wave 2 completion

---

**Dashboard Status:** 🟢 LIVE
**Agents Active:** 3/3 (Gap 5.3, 5.4, 5.5)
**Checkpoint 1 ETA:** ~02:30 UTC (IMMINENT)
**Expected Completion:** ~03:15-03:45 UTC (all 15 tests passing)

