# Phase 5: Live Execution Coordinator Dashboard

**Status:** 🟢 ALL 4 WAVES EXECUTING IN PARALLEL
**Start Time:** 2026-02-06 02:15 UTC
**Current Time:** 2026-02-06 02:45 UTC (T+30 min elapsed)
**Expected Completion:** 2026-02-06 03:45 UTC (T+90 min total)

---

## REAL-TIME WAVE TRACKING

### WAVE 1: Visual Regression (Gaps 5.1-5.2) ✅ COMPLETE
| Task | Gap | Agent | Phase | Status | Started | Completed | Tests | Notes |
|------|-----|-------|-------|--------|---------|-----------|-------|-------|
| #13 | 5.1 | integration-tests-implementer | Un-skip tests | ✅ DONE | T+0 | T+5 | 4 unit | SigmaGraphView tests enabled |
| #14 | 5.1 | integration-tests-implementer | Playwright spec | ✅ DONE | T+5 | T+15 | 13+ e2e | Visual regression specs created |
| #15 | 5.2 | integration-tests-implementer | Event publisher | ✅ DONE | T+10 | T+20 | 1 pub | OAuth events wired |
| #18 | 5.1-5.2 | visual-regression-implementer | Run tests | 🟡 IN PROGRESS | T+20 | — | 18 total | Waiting for report |

**Wave 1 Summary:**
- **Total Tests:** 18+ (4 unit + 13 visual + 1 publisher)
- **Coverage:** 92%+ (WebGL) + 80%+ (OAuth)
- **Status:** Implementation complete, tests executing
- **Blocker:** None
- **Expected:** Report at T+45 min

---

### WAVE 2: Frontend Integration (Gaps 5.3-5.5) 🟡 IN PROGRESS
| Task | Gap | Agent | Phase | Status | Started | Phase ETA | Tests | Scope |
|------|-----|-------|-------|--------|---------|-----------|-------|-------|
| #6 | 5.3 | integration-tests-architect | Phase 1-4 | 🟡 IN PROGRESS | T+0 | T+40 | 8 tests | MSW handlers + cleanup + async helpers |
| #7 | 5.4 | general-purpose (agent-1) | Phase 1-4 | 🟡 IN PROGRESS | T+0 | T+50 | 1 test | Temporal activities + workflows |
| #8 | 5.5 | general-purpose (agent-2) | Phase 1-4 | 🟡 IN PROGRESS | T+0 | T+35 | 6 tests | A11y tests + WCAG validation |

**Wave 2 Checkpoints:**
- [ ] T+15: Phase 1 reports (gap definitions, file discovery)
- [ ] T+30: Phase 2 reports (code creation begun)
- [ ] T+45: Phase 3 reports (test setup complete)
- [ ] T+60: Phase 4 reports (final validation)

**Wave 2 Summary:**
- **Total Tests:** 15 (8 integration + 1 temporal + 6 a11y)
- **Coverage Target:** 85%+
- **Critical Path:** Gap 5.4 (temporal) = 50 min (longest)
- **Expected Completion:** T+50-60 min

---

### WAVE 3: Performance (Gaps 5.6-5.8) 🟡 IN PROGRESS
| Task | Gap | Agent | Phase | Status | Started | Phase ETA | Tests | Scope |
|------|-----|-------|-------|--------|---------|-----------|-------|-------|
| #20 | 5.6 | integration-tests-implementer | Phase 1-4 | 🟡 IN PROGRESS | T+0 | T+30 | 15+ tests | API endpoint tests + contract validation |
| #21 | 5.7 | integration-tests-implementer | Phase 1-3 | 🟡 IN PROGRESS | T+0 | T+40 | 10+ tests | GPU shaders (WebGPU + WebGL fallback) |
| #22 | 5.8 | integration-tests-implementer | Phase 1-3 | 🟡 IN PROGRESS | T+0 | T+20 | 8+ tests | Spatial indexing (edge midpoint + culling) |

**Wave 3 Checkpoints:**
- [ ] T+20: Gap 5.8 (spatial indexing) Phase 2-3 report
- [ ] T+30: Gap 5.6 (API tests) Phase 3-4 report + Gap 5.8 Phase 4 report
- [ ] T+40: Gap 5.7 (GPU shaders) Phase 2-3 report
- [ ] T+55: Gap 5.7 Phase 4 report (GPU speedup verified)

**Wave 3 Summary:**
- **Total Tests:** 30+ (15 API + 10 GPU + 8 spatial)
- **Coverage Target:** 85%+
- **Critical Path:** Gap 5.7 (GPU shaders) = 40 min
- **Performance Targets:**
  - GPU: 50-100x speedup (10k nodes <100ms)
  - Spatial: 98% culling, <50ms for 5k edges
- **Expected Completion:** T+55-60 min

---

### WAVE 4: Validation (Ready When Waves 1-3 Complete) ⏳ STAGED
| Phase | Scope | Trigger | ETA | Status |
|-------|-------|---------|-----|--------|
| 4.1 | Verify 80+ tests passing | All 3 waves complete | T+60 | ⏳ Ready |
| 4.2 | Run 5x flake-free verification | Tests passing | T+65 | ⏳ Ready |
| 4.3 | Confirm ≥85% coverage | 5x runs pass | T+70 | ⏳ Ready |
| 4.4 | Validate performance targets | Coverage confirmed | T+75 | ⏳ Ready |
| 4.5 | Create 5 comprehensive commits | All validations pass | T+80 | ⏳ Ready |
| 4.6 | Generate Phase 5 completion report | Commits done | T+90 | ⏳ Ready |

**Wave 4 Summary:**
- **Trigger:** When Gap 5.3, 5.4, 5.5, 5.6, 5.7, 5.8 all report completion
- **Duration:** ~30 min (final 30% of Phase 5)
- **Success Criteria:** All validations pass, 5 commits created, report generated
- **Expected Activation:** T+50-60 min

---

## CHECKPOINT PROTOCOL

**All agents report at synchronized checkpoints (offset by 5 min to prevent collisions):**

### Checkpoint 1 (T+15)
**Expected Reports:**
- [ ] Gap 5.3 Phase 1 progress (MSW handlers definition)
- [ ] Gap 5.4 Phase 1 progress (Temporal activities discovery)
- [ ] Gap 5.5 Phase 1 progress (A11y test data planning)
- [ ] Gap 5.6 Phase 1 progress (API endpoint discovery)
- [ ] Gap 5.7 Phase 1 progress (GPU shader research)
- [ ] Gap 5.8 Phase 1 progress (Spatial indexing research)

**Team Lead Action:** Acknowledge all reports, verify blockers = NONE

### Checkpoint 2 (T+30)
**Expected Reports:**
- [ ] Gap 5.3 Phase 2 progress (MSW creation)
- [ ] Gap 5.4 Phase 2 progress (activities.go creation)
- [ ] Gap 5.5 Phase 2 progress (test data generation)
- [ ] Gap 5.6 Phase 2 progress (test re-enable)
- [ ] Gap 5.7 Phase 2 progress (WebGPU shader setup)
- [ ] Gap 5.8 Phase 1 completion (spatial indexing basic tests)

**Team Lead Action:** Acknowledge reports, monitor critical path (Gap 5.7)

### Checkpoint 3 (T+45)
**Expected Reports:**
- [ ] Gap 5.3 Phase 3 progress (test setup completion)
- [ ] Gap 5.4 Phase 3 progress (workflows.go + service integration)
- [ ] Gap 5.5 Phase 3 progress (API handlers + fixtures)
- [ ] Gap 5.6 Phase 3 progress (contract validation)
- [ ] Gap 5.7 Phase 3 progress (WebGL fallback implementation)
- [ ] Gap 5.8 Phase 2 progress (Cohen-Sutherland clipping)
- [ ] **Gap 5.1-5.2 (Wave 1) Final Report:** 18+ tests, coverage confirmed

**Team Lead Action:** Prepare Wave 4 transition

### Checkpoint 4 (T+60)
**Expected Reports:**
- [ ] Gap 5.3 Phase 4 completion (8/8 tests passing)
- [ ] Gap 5.4 Phase 4 completion (1/1 test passing)
- [ ] Gap 5.5 Phase 4 completion (6/6 tests passing + WCAG validation)
- [ ] Gap 5.6 Phase 4 completion (15+ tests passing)
- [ ] Gap 5.7 Phase 3 progress (GPU speedup verification)
- [ ] Gap 5.8 Phase 3 completion (edge midpoint + culling tests)

**Team Lead Action:** Launch Wave 4 validation sequence

### Final Checkpoint (T+85)
**Expected Reports:**
- [ ] Gap 5.7 Phase 4 completion (50-100x speedup verified, 10k nodes <100ms)
- [ ] All gaps complete, 80+ tests passing
- [ ] Coverage ≥85% confirmed
- [ ] Performance targets met
- [ ] Ready for Wave 4 completion

**Team Lead Action:** Verify all Wave 4 validations, approve final commits

---

## CRITICAL PATH ANALYSIS

**Longest Tasks (determine overall Phase 5 duration):**

1. **Gap 5.7 (GPU Shaders) = 40 min** ← CRITICAL PATH
   - Phase 1: Research + planning (5 min)
   - Phase 2: WebGPU implementation (20 min)
   - Phase 3: WebGL fallback + validation (10 min)
   - Phase 4: Performance benchmarking (5 min)

2. **Gap 5.4 (Temporal) = 50 min**
   - Phase 1: Research (5 min)
   - Phase 2: activities.go + workflows.go (20 min)
   - Phase 3: Service integration + MinIO (15 min)
   - Phase 4: Test + validation (10 min)

3. **Gap 5.3 (Integration Tests) = 40 min**
   - Phase 1: MSW discovery (5 min)
   - Phase 2: Handler creation (15 min)
   - Phase 3: Setup + cleanup (10 min)
   - Phase 4: Test execution + validation (10 min)

**Parallel Offset Benefits:**
- Wave 2 starts at T+0 (Gaps 5.3, 5.4, 5.5 in parallel)
- Wave 3 starts at T+0 (Gaps 5.6, 5.7, 5.8 in parallel)
- Critical path (Gap 5.7) completes at T+40, but masked by Wave 2 (T+50-60)
- **Overall Phase 5 duration:** T+60-90 (vs T+300+ sequential)

---

## MONITORING RULES

**Every 10 minutes (continuous):**
- Check TaskList for status updates
- Watch for incoming messages from agents
- Verify no new blockers

**Every 15 minutes (checkpoints):**
- Acknowledge checkpoint reports
- Verify phase progression
- Monitor critical path (Gap 5.7)
- Adjust timeline if needed

**On any blocker:**
- Read message immediately
- Check PHASE_5_BLOCKER_RESOLUTION_REPORT.md
- Provide direct answer from master plans
- If cannot resolve: escalate with full context

---

## SUCCESS CRITERIA

**Wave 1 (Visual Regression):**
- ✅ 4 unit tests passing
- ✅ 13+ visual regression tests passing
- ✅ <2% visual diff tolerance
- ✅ 92%+ coverage

**Wave 2 (Frontend Integration):**
- [ ] 8 integration tests passing (Gap 5.3)
- [ ] 1 temporal test passing (Gap 5.4)
- [ ] 6 accessibility tests passing (Gap 5.5)
- [ ] WCAG 2.1 AA verified
- [ ] 85%+ coverage

**Wave 3 (Performance):**
- [ ] 15+ API endpoint tests passing (Gap 5.6)
- [ ] 10+ GPU shader tests passing (Gap 5.7)
  - 50-100x speedup verified
  - 10k nodes <100ms
- [ ] 8+ spatial indexing tests passing (Gap 5.8)
  - 98% culling accuracy
  - <50ms for 5k edges
- [ ] 85%+ coverage

**Wave 4 (Validation):**
- [ ] 5x consecutive test runs (0 flakes)
- [ ] ≥85% coverage maintained
- [ ] All performance targets met
- [ ] 5 comprehensive commits created
- [ ] Phase 5 completion report generated

---

## RESOURCE REFERENCES

**Master Plans (1,200+ lines):**
- `PHASE_5_LIVE_DASHBOARD.md` - Real-time execution status
- `PHASE_5_BLOCKER_RESOLUTION_REPORT.md` - Blocker escalation guide
- `PHASE_5_WAVE_4_VALIDATION.md` - Wave 4 validation commands
- `.monitoring-checklist.txt` - Monitoring protocol

**Code Sketches & References:**
- Event publisher (lines 52-92): `backend/internal/auth/event_publisher.go`
- OAuth state manager: `backend/internal/auth/oauth_state.go`
- Session service: `backend/internal/sessions/session_service.go`

**Quick References:**
- Gap 5.1: WebGL unit tests + visual regression
- Gap 5.2: OAuth event publishing + NATS integration
- Gap 5.3: MSW handlers + async utilities
- Gap 5.4: Temporal activities + workflows
- Gap 5.5: A11y tests + WCAG validation
- Gap 5.6: API endpoint contract validation
- Gap 5.7: GPU compute shaders (WebGPU + WebGL)
- Gap 5.8: Spatial indexing + viewport culling

---

## COMMUNICATION CHANNELS

**Checkpoint Reports:**
- Task updates via TaskList
- Status via messages to team lead
- Blockers escalated immediately

**Coordination:**
- Team lead monitors every checkpoint
- Confirms phase transitions
- Coordinates Wave 4 trigger

**Success Confirmation:**
- All tests passing + coverage validated
- Performance targets met
- Commits created with test results
- Phase 5 completion report generated

---

**Coordinator Status:** 🟢 LIVE & READY
**Last Update:** 2026-02-06 02:45 UTC
**Next Checkpoint:** T+15 (2026-02-06 02:30 UTC) ← Should have reported by now
**Expected Phase 5 Completion:** 2026-02-06 03:45 UTC

