# PHASE 5: NAVIGATION INDEX

**Quick Links to All Coordination Documents**
**Updated:** 2026-02-06 T+15 (Waves 1-3 executing)

---

## 🎯 START HERE

### For Team Lead (Main Coordinator)
1. **TEAM_LEAD_STATUS_SUMMARY.md** ← **YOU ARE HERE**
   - Current situation, decisions, critical path monitoring
   - Blocker escalation protocol
   - Success criteria by wave

2. **PHASE_5_MASTER_COORDINATION.md**
   - Unified overview of all 4 waves
   - Timeline (T+0 to T+90)
   - Success targets and resources

### For Executing Agents
1. **WAVE_3_EXECUTION_PLAN.md** (for api-performance-implementer)
   - Task #20 (Gap 5.6): 4 phases with code patterns
   - Task #21 (Gap 5.7): 4 phases with WebGPU/WebGL shaders
   - Task #22 (Gap 5.8): 4 phases with Cohen-Sutherland clipping
   - All code sketches included

2. **PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md** (for Wave 2 agents)
   - Lines 423-651: Code sketches for Gaps 5.3-5.5
   - MSW handler patterns, activities.go template, A11y test patterns

---

## 📊 REAL-TIME MONITORING

### Live Execution Dashboards
1. **PHASE_5_EXECUTION_COORDINATOR.md**
   - Real-time wave tracking grid
   - Checkpoint protocol and timing
   - Monitoring rules and success criteria

2. **PHASE_5_LIVE_DASHBOARD.md**
   - Original executive overview (updated)
   - All 5 teams + 8 gaps status
   - Timeline estimates

3. **.monitoring-checklist.txt**
   - Quick reference for checkpoint validation
   - 30-min periodic checks
   - Task monitoring list

---

## 🔧 IMPLEMENTATION & TROUBLESHOOTING

### Blocker Resolution
1. **PHASE_5_BLOCKER_RESOLUTION_REPORT.md**
   - Example: Event Publisher method mismatch (Gap 5.2)
   - How blockers are identified and resolved
   - Impact analysis on dependent waves

### Wave 4 Validation
1. **PHASE_5_WAVE_4_VALIDATION.md**
   - Validation checklist (5 steps)
   - Flake-free verification (5x runs)
   - Coverage validation (≥85%)
   - Performance validation (GPU 50-100x, Spatial 98%)
   - Final commit templates
   - Phase 5 completion report structure

### Team Lead Protocols
1. **PHASE_5_TEAM_LEAD_HANDOFF.md**
   - Blocker escalation matrix
   - Monitoring responsibilities
   - Checkpoint protocol (detailed)
   - Decision authority matrix

---

## 📚 REFERENCE DOCUMENTS (Original)

### Master Architecture Plans
1. **docs/reports/PHASE_5_COMPLETE_EXECUTION_PLAN.md** (18K lines)
   - All 8 gaps, dependencies, full architecture
   - Code sketches for each gap
   - Success criteria per gap

2. **docs/reports/PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md** (19K lines)
   - Gaps 5.3-5.5 detailed implementation
   - Code sketches (lines 423-651)
   - MSW handler patterns
   - Temporal workflow patterns
   - A11y test patterns

3. **docs/reports/PHASE_5_GAPS_5_6_5_7_5_8_IMPLEMENTATION_PLAN.md**
   - Gaps 5.6-5.8 detailed implementation
   - API endpoint patterns
   - GPU shader patterns
   - Spatial indexing patterns

---

## 🟢 WAVE STATUS (Real-Time)

### Wave 1: Visual Regression ✅ COMPLETE
- **Gap 5.1:** 4 WebGL unit tests + 13 visual regression specs
- **Gap 5.2:** OAuth event publisher + NATS integration
- **Total:** 18 tests, 92%+ coverage
- **Status:** Committed, DELIVERED

### Wave 2: Frontend Integration 🟡 IN PROGRESS
- **Gap 5.3 (Task #6):** 8 integration tests (MSW + async)
- **Gap 5.4 (Task #7):** 1 temporal test (activities + workflows)
- **Gap 5.5 (Task #8):** 6 accessibility tests (WCAG)
- **Status:** Phase 1-2 executing, checkpoints at T+15, T+30, T+45, T+60
- **Resource:** PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (lines 423-651)

### Wave 3: Performance 🟢 LIVE AT T+15
- **Gap 5.6 (Task #20):** 15+ API endpoint tests
- **Gap 5.7 (Task #21):** 10+ GPU shader tests (50-100x speedup) ⭐ CRITICAL PATH
- **Gap 5.8 (Task #22):** 8+ spatial index tests (98% culling)
- **Status:** Phase 1 launching, checkpoints at T+15, T+30-35, T+45, T+55
- **Resource:** WAVE_3_EXECUTION_PLAN.md (900 lines with code sketches)

### Wave 4: Validation ⏳ STAGED
- **Trigger:** When Waves 2 & 3 complete (expected T+60)
- **Duration:** ~30 min (T+60 to T+90)
- **Scope:** 5x flake verification + coverage + performance + commits + report
- **Resource:** PHASE_5_WAVE_4_VALIDATION.md

---

## 🎯 CHECKPOINT TIMING

| Time | Milestone | Expected | Status |
|------|-----------|----------|--------|
| T+15 | Checkpoint 1 | Phase 1 complete (all gaps) | ⏳ Awaiting |
| T+30 | Checkpoint 2 | Phase 2 complete (code created) | ⏳ Awaiting |
| T+45 | Checkpoint 3 | Gap 5.6 done, tests executing | ⏳ Awaiting |
| T+55 | Gap 5.7 Complete | GPU speedup verified | ⏳ Awaiting |
| T+60 | Checkpoint 4 | Wave 2 complete (15/15 tests) | ⏳ Awaiting |
| T+60 | **Wave 4 Trigger** | Launch validation phase | ⏳ Ready |
| T+90 | **Phase 5 Complete** | 80+ tests, commits, report | ⏳ Ready |

---

## 📋 DOCUMENT LOCATIONS

### In Current Directory (`.trace/`)
- `PHASE_5_MASTER_COORDINATION.md` (this session)
- `PHASE_5_EXECUTION_COORDINATOR.md` (this session)
- `PHASE_5_TEAM_LEAD_HANDOFF.md` (this session)
- `WAVE_3_EXECUTION_PLAN.md` (this session)
- `TEAM_LEAD_STATUS_SUMMARY.md` (this session)
- `PHASE_5_NAVIGATION_INDEX.md` (this file)
- `PHASE_5_LIVE_DASHBOARD.md` (original)
- `PHASE_5_BLOCKER_RESOLUTION_REPORT.md` (original)
- `PHASE_5_WAVE_4_VALIDATION.md` (original)
- `.monitoring-checklist.txt` (original)

### In `/docs/reports/`
- `PHASE_5_COMPLETE_EXECUTION_PLAN.md` (master architecture, 18K lines)
- `PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` (Gaps 5.3-5.5, 19K lines)
- `PHASE_5_GAPS_5_6_5_7_5_8_IMPLEMENTATION_PLAN.md` (Gaps 5.6-5.8)

---

## 🔍 QUICK LOOKUP

### "I need to understand the current status"
→ **TEAM_LEAD_STATUS_SUMMARY.md** (you are here)

### "What's happening right now with all waves?"
→ **PHASE_5_MASTER_COORDINATION.md** (timeline + grid)

### "I'm an agent executing Wave 2 gaps (5.3-5.5)"
→ **PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md** (code sketches lines 423-651)

### "I'm executing Wave 3 gaps (5.6-5.8)"
→ **WAVE_3_EXECUTION_PLAN.md** (900 lines with all code + checkpoints)

### "An agent reported a blocker, how do I handle it?"
→ **PHASE_5_TEAM_LEAD_HANDOFF.md** (blocker escalation matrix)

### "I need to monitor checkpoints"
→ **PHASE_5_EXECUTION_COORDINATOR.md** (checkpoint protocol + timing)

### "I need quick reference for monitoring"
→ **.monitoring-checklist.txt** (quick reference)

### "What happens in Wave 4?"
→ **PHASE_5_WAVE_4_VALIDATION.md** (validation commands + success criteria)

### "I need to understand how a blocker was resolved before"
→ **PHASE_5_BLOCKER_RESOLUTION_REPORT.md** (example: event publisher mismatch)

### "I need full architecture for all 8 gaps"
→ **docs/reports/PHASE_5_COMPLETE_EXECUTION_PLAN.md** (master plan, 18K lines)

---

## 🚀 QUICK START FOR TEAM LEAD

### Right Now (T+15-30)
1. Read: **TEAM_LEAD_STATUS_SUMMARY.md** (this document)
2. Monitor: TaskList for Checkpoint 1 reports
3. Reference: **PHASE_5_MASTER_COORDINATION.md** if questions

### At Checkpoint 2 (T+30)
1. Check: TaskList for Phase 2 progress
2. Reference: **PHASE_5_EXECUTION_COORDINATOR.md** (checkpoint protocol)
3. Monitor: Gap 5.4 (Temporal) - critical path

### At Checkpoint 3 (T+45)
1. Check: TaskList for Phase 3 progress
2. Expect: Gap 5.6 (API tests) complete
3. Reference: **WAVE_3_EXECUTION_PLAN.md** for Gap 5.7 GPU expectations

### At Checkpoint 4 (T+60)
1. Verify: Wave 2 complete (15/15 tests)
2. Check: Wave 3 progress on GPU speedup
3. **Trigger Wave 4** if both waves report "all tests passing"

### Wave 4 Trigger (T+60)
1. Reference: **PHASE_5_WAVE_4_VALIDATION.md** (commands + success criteria)
2. Coordinate: 5x flake-free verification, coverage validation, performance validation
3. Oversee: Creation of 5 comprehensive commits
4. Validate: Phase 5 completion report

---

## 💬 COMMUNICATION TEMPLATES

### Acknowledging Checkpoint
```
"Checkpoint [N] acknowledged - [expected phase] complete.
Proceed to [next phase]."
```

### Handling Blocker
```
"Blocker received: [issue].
Checking master plans...
[solution from PHASE_5_BLOCKER_RESOLUTION_REPORT.md or code sketches]"
```

### Triggering Wave 4
```
"All waves reported completion.
Launching Wave 4 validation sequence.
Reference: PHASE_5_WAVE_4_VALIDATION.md
Expected completion: T+90 (Phase 5 COMPLETE)"
```

---

## 📈 SUCCESS METRICS

### Wave 1: ✅ COMPLETE
- 18 tests passing ✅
- 92%+ coverage ✅
- Committed to main ✅

### Wave 2: TARGET T+60
- 8/8 (Gap 5.3) ← Track
- 1/1 (Gap 5.4) ← CRITICAL PATH
- 6/6 (Gap 5.5) ← Track
- ≥85% coverage ← Verify

### Wave 3: TARGET T+55-60
- 15+ tests (Gap 5.6) ← Track
- 50-100x speedup (Gap 5.7) ← CRITICAL METRIC
- 98% accuracy (Gap 5.8) ← Verify
- ≥85% coverage ← Verify

### Wave 4: TARGET T+90
- 80+ tests total ← Verify
- 5x flake-free ← Verify
- ≥85% coverage ← Verify
- GPU + spatial targets ← Verify
- 5 commits created ← Verify
- Report generated ← Verify
- Quality 97-98/100 ← Verify

---

**Navigation Status: 🟢 READY**
**All Documents: ACCESSIBLE**
**Team Lead: INFORMED**
**Execution: COORDINATED**

**Next Step:** Monitor TaskList for Checkpoint 1 reports (due T+15)

