# TraceRTM Sprint Artifacts

**Generated:** 2025-11-21  
**Project:** TraceRTM v0.1.0  
**Status:** Sprint planning complete for all 12 sprints

---

## Overview

This directory contains all sprint planning and tracking artifacts for the TraceRTM project.

**Total Scope:**
- 12 Sprints (24 weeks / 6 months)
- 12 Epics (8 MVP + 4 Phase 2)
- 68 User Stories
- 290 Test Cases

---

## Files in This Directory

### 1. sprint-status.yaml (Machine-Readable)
**Purpose:** Complete sprint status tracking in YAML format

**Contents:**
- Project metadata
- All 12 epics with detailed status
- All 68 stories with tracking info
- Complete sprint plan (Sprint 1-12)
- Milestones and releases
- Risks and blockers

**Usage:**
```bash
# View status
cat sprint-status.yaml

# Parse with Python
import yaml
with open('sprint-status.yaml') as f:
    status = yaml.safe_load(f)
    print(f"Current sprint: {status['tracking']['sprint_number']}")
    print(f"Tests passing: {status['summary']['tests_passing']}")
```

**Update Frequency:** Weekly or after each story completion

---

### 2. sprint-planning-summary.md (Human-Readable)
**Purpose:** High-level sprint planning summary

**Contents:**
- Current sprint status
- Sprint 1-3 detailed plans
- Epic breakdown
- Completed work summary
- Risks and next actions

**Usage:** Quick reference for current sprint status

---

### 3. complete-sprint-plan.md (Comprehensive)
**Purpose:** Complete 12-sprint plan with all details

**Contents:**
- Detailed plan for all 12 sprints
- Sprint goals, stories, deliverables
- Milestones (6 major milestones)
- Resource planning (solo vs team)
- Risk management
- Quality gates
- Velocity tracking
- Success metrics

**Usage:** Reference for long-term planning and sprint preparation

---

### 4. sprint-timeline.md (Visual)
**Purpose:** Visual timeline and calendar

**Contents:**
- ASCII art timeline
- Sprint calendar (Nov 2025 - May 2026)
- Cumulative progress charts
- Critical path analysis
- Velocity forecast
- Buffer and contingency plans

**Usage:** Visual reference for project timeline

---

### 5. README.md (This File)
**Purpose:** Guide to sprint artifacts

---

## Quick Reference

### Current Status (Sprint 1)

| Metric | Value |
|--------|-------|
| Current Sprint | 1 of 12 |
| Sprint Goal | Complete Epic 1 - Project Foundation |
| Sprint Progress | 30% (2/6 stories complete) |
| Tests Passing | 11/290 (4%) |
| Sprint End Date | 2025-12-04 |
| Next Milestone | Foundation Complete |

### Completed Stories

1. ✅ Story 1.2: Database Connection & Migration System (6 tests)
2. ✅ Story 1.4: Configuration Management (5 tests)

### Remaining Sprint 1 Stories

1. ⏳ Story 1.1: Package Installation (4 tests)
2. ⏳ Story 1.3: Project Initialization (5 tests)
3. ⏳ Story 1.5: Backup & Restore (6 tests)
4. ⏳ Story 1.6: Error Handling (7 tests)

---

## Sprint Schedule

### Phase 1: MVP (Sprints 1-8, 16 weeks)

| Sprint | Dates | Epic | Stories | Tests | Status |
|--------|-------|------|---------|-------|--------|
| Sprint 1 | Nov 21 - Dec 4 | Epic 1 | 6 | 37 | 🚧 30% |
| Sprint 2 | Dec 5 - Dec 18 | Epic 2 (Part 1) | 4 | 20 | ⏳ |
| Sprint 3 | Dec 19 - Jan 1 | Epic 2 (Part 2) | 4 | 17 | ⏳ |
| Sprint 4 | Jan 2 - Jan 15 | Epic 3 | 7 | 22 | ⏳ |
| Sprint 5 | Jan 16 - Jan 29 | Epic 4 | 6 | 22 | ⏳ |
| Sprint 6 | Jan 30 - Feb 12 | Epic 5 (Part 1) | 4 | 13 | ⏳ |
| Sprint 7 | Feb 13 - Feb 26 | Epic 5 (Part 2) | 4 | 12 | ⏳ |
| Sprint 8 | Feb 27 - Mar 12 | Epic 6, 7, 8 | 20 | 66 | ⏳ |

**Milestone:** MVP Release v1.0.0 (March 12, 2026)

### Phase 2: Advanced Features (Sprints 9-12, 8 weeks)

| Sprint | Dates | Epic | Stories | Tests | Status |
|--------|-------|------|---------|-------|--------|
| Sprint 9 | Mar 13 - Mar 26 | Epic 9 | 3 | 18 | ⏳ |
| Sprint 10 | Mar 27 - Apr 9 | Epic 10 | 3 | 32 | ⏳ |
| Sprint 11 | Apr 10 - Apr 23 | Epic 11 | 3 | 24 | ⏳ |
| Sprint 12 | Apr 24 - May 7 | Epic 12 | 3 | 16 | ⏳ |

**Milestone:** Full Release v2.0.0 (May 7, 2026)

---

## How to Use These Artifacts

### For Sprint Planning
1. Review `complete-sprint-plan.md` for upcoming sprint details
2. Check `sprint-timeline.md` for schedule and dependencies
3. Update `sprint-status.yaml` with sprint assignments

### For Daily Tracking
1. Update `sprint-status.yaml` as stories complete
2. Mark tests as passing in the YAML file
3. Document blockers in the `blockers` section

### For Sprint Review
1. Generate report from `sprint-status.yaml`
2. Update progress percentages
3. Review velocity against forecast in `sprint-timeline.md`

### For Sprint Retrospective
1. Review what went well / what didn't
2. Update risk mitigation strategies
3. Adjust velocity estimates if needed

---

## Updating Sprint Status

### When a Story Completes

Edit `sprint-status.yaml`:

```yaml
- id: story-1.1
  title: Package Installation & Environment Setup
  status: COMPLETE  # Change from NOT_STARTED
  test_cases: 4
  tests_passing: 4  # Update count
  completed_date: 2025-11-25  # Add date
```

### When a Sprint Completes

1. Update epic progress:
```yaml
epic_1:
  progress: 100%  # Update from 30%
  stories_completed: 6  # Update from 0
```

2. Update summary:
```yaml
summary:
  stories_completed: 8  # Increment
  tests_passing: 48  # Update total
  overall_progress: 17%  # Recalculate
```

3. Move to next sprint:
```yaml
tracking:
  sprint_number: 2  # Increment
  sprint_start: 2025-12-05  # New date
```

---

## Automation Opportunities

### Potential Scripts

**1. Generate Sprint Report**
```python
# scripts/generate_sprint_report.py
import yaml
with open('sprint-status.yaml') as f:
    status = yaml.safe_load(f)
    # Generate markdown report
```

**2. Update Test Counts**
```python
# scripts/update_test_counts.py
# Parse pytest output and update YAML
```

**3. Calculate Velocity**
```python
# scripts/calculate_velocity.py
# Track tests/week over time
```

**4. Generate Burndown Chart**
```python
# scripts/generate_burndown.py
# Create ASCII or image burndown chart
```

---

## Related Documentation

**Test Designs:**
- `../test-design-epic-1.md` - Epic 1 test cases
- `../test-design-epic-2.md` - Epic 2 test cases
- `../test-design-phase-2.md` - Phase 2 test cases

**Traceability:**
- `../complete-traceability-matrix.md` - FR → Story → Test Case mapping

**Implementation:**
- `../epic-1-implementation-status.md` - Epic 1 progress
- `../COMPLETE-FINAL-SUMMARY.md` - Overall project status

---

## Next Actions

### This Week (Sprint 1)
1. Complete Story 1.1 (Package Installation)
2. Complete Story 1.3 (Project Initialization)
3. Complete Story 1.5 (Backup & Restore)
4. Complete Story 1.6 (Error Handling)
5. Sprint 1 review (Dec 4)

### Next Sprint (Sprint 2)
1. Sprint 2 planning (Dec 5)
2. Begin Epic 2 implementation
3. Target: 20 tests passing

---

**Status:** ✅ **ALL SPRINTS PLANNED**  
**Ready for:** Execution  
**Next Update:** End of Sprint 1 (2025-12-04)
