# Phase 5: Live Execution Control Board

**Status:** 🟢 ALL 6 GAPS ACTIVELY EXECUTING
**Time:** 2026-02-06 02:30+ UTC
**Mode:** Full Parallel Execution (Wave 2 + Wave 3)

---

## REAL-TIME TASK STATUS

### Wave 1: ✅ COMPLETE
| Task | Gap | Status | Tests | Commit |
|------|-----|--------|-------|--------|
| - | 5.1 | ✅ COMPLETE | 17 | 222c51db2 |
| - | 5.2 | ✅ COMPLETE | 1 | 222c51db2 |
| **Total** | - | **✅** | **18** | **verified** |

### Wave 2: 🟡 IN PROGRESS (Checkpoint 1 imminent ~02:30 UTC)
| Task | Gap | Owner | Phase | Target | Status |
|------|-----|-------|-------|--------|--------|
| #6 | 5.3 | integration-tests-architect | 1/4 | handlers + data | 🟡 LIVE |
| #7 | 5.4 | general-purpose | 1/4 | activities + workflows | 🟡 LIVE ⚠️ CRITICAL |
| #8 | 5.5 | general-purpose | 1/4 | table data + handlers | 🟡 LIVE |
| **Total** | - | - | - | **15 tests** | **🟡 EXECUTING** |

### Wave 3: 🟡 IN PROGRESS (Parallel with Wave 2 from Checkpoint 1)
| Task | Gap | Owner | Phase | Target | Status |
|------|-----|-------|-------|--------|--------|
| #20 | 5.6 | api-performance-implementer | 1/4 | 15+ API tests | 🟡 LIVE |
| #21 | 5.7 | api-performance-implementer | 1/4 | GPU shaders | 🟡 LIVE ⭐ LONGEST |
| #22 | 5.8 | api-performance-implementer | 1/4 | spatial indexing | 🟡 LIVE |
| **Total** | - | - | - | **33+ tests** | **🟡 EXECUTING** |

### Support Tasks
| Task | Role | Owner | Status |
|------|------|-------|--------|
| #1 | Phase 5 Master Coordination | api-performance-architect | 🟡 IN_PROGRESS |
| #5 | Wave 2 Integration Lead | integration-tests-implementer | 🟡 IN_PROGRESS |
| #19 | Wave 3 Performance Lead | api-performance-implementer | 🟡 IN_PROGRESS |

---

## CRITICAL PATH: Gap 5.4 → Gap 5.7

**Current Status:** T+0 to T+15 min (Phase 1 active)

```
Gap 5.4 (Temporal Snapshots) Timeline:
├─ T+0-15: Phase 1 (activities.go + workflows.go creation) 🟡 ACTIVE
├─ T+15: Checkpoint 1 report due ⏳ IMMINENT
├─ T+15-20: Phase 1 completion → test execution
├─ T+20: Gap 5.4 test passes → Wave 3 GPU trigger 🚀
└─ T+20+: Proceed to Phase 2 (test setup + service wiring)

Wave 3 GPU Gate:
└─ Unblocks immediately upon Gap 5.4 completion signal (~T+20)
```

**Risk Assessment:** ✅ ON TRACK
- Gap 5.4 Phase 1 in progress
- No blockers reported
- Time budget: 20 minutes
- Current time: T+0-15 (halfway to checkpoint)

---

## CHECKPOINT SCHEDULE (Real-Time Monitoring)

### ✅ Checkpoint 1 (T+15 min ~02:30 UTC) - IMMINENT
**Expected Reports:**
- Gap 5.3: "Phase 1 complete - handlers.ts + data.ts updated"
- Gap 5.4: "Phase 1 complete - activities.go + workflows.go created [VERIFY: ON SCHEDULE]"
- Gap 5.5: "Phase 1 complete - tableTestItems + API handlers added"

**Team Lead Actions:**
1. Receive all 3 messages
2. **CRITICAL CHECK:** Gap 5.4 "on schedule"? ✅
3. Acknowledge: "Checkpoint 1 confirmed. Proceed to Phase 2."
4. **Dispatch Wave 3:** "BEGIN Tasks #20, #21, #22 immediately"

**Success Criteria:**
- [ ] 3 messages received
- [ ] Gap 5.4 confirms schedule
- [ ] All Phase 1 deliverables confirmed
- [ ] Wave 3 dispatch authorized

---

### ⏳ Checkpoint 2 (T+30 min ~02:45 UTC)
**Expected Reports:**
- Gap 5.3: "Phase 2 complete - setup.ts cleanup + async helpers"
- Gap 5.4: "Phase 2 complete - test setup + service wiring [CRITICAL: still on schedule]"
- Gap 5.5: "Phase 2 complete - fixtures registered"
- Wave 3: "Phase 1 ~50% complete"

**Team Lead Actions:**
1. Acknowledge Wave 2 messages
2. Acknowledge Wave 3 progress
3. Direct Wave 2 to Phase 3
4. Monitor Gap 5.7 GPU progress

---

### ⏳ Checkpoint 3 (T+45 min ~03:00 UTC)
**Expected Reports:**
- Gap 5.3: "Phase 3 complete - 8 tests re-enabled"
- Gap 5.4: "Phase 3 complete - test ready for Phase 4"
- Gap 5.5: "Phase 3 complete - 6 tests re-enabled"
- Wave 3: "Phase 2 in progress - test setup underway"

**Team Lead Actions:**
1. Acknowledge all messages
2. Verify 15 tests enabled
3. Direct Wave 2 to Phase 4
4. Monitor Wave 3 Phase 2 progress

---

### ⏳ Checkpoint 4 (T+60 min ~03:15 UTC)
**Expected Reports:**
- Gap 5.3: "Phase 4 complete - 8/8 tests passing, 5x flake-free verified"
- Gap 5.4: "Phase 4 complete - 1/1 test passing, MinIO verified"
- Gap 5.5: "Phase 4 complete - 6/6 tests passing, WCAG verified"
- Wave 3: "Phase 3 in progress - validation running"

**Team Lead Actions:**
1. Acknowledge Wave 2 completion
2. Verify 15/15 tests passing
3. Verify 5x flake-free + coverage ≥85%
4. Monitor Wave 3 final phases

---

### ⏳ Checkpoint 5 (T+90-120 min ~03:45-04:05 UTC)
**Expected Reports:**
- Wave 3: "Phase 4 complete - 33+ tests passing, GPU/spatial targets verified"

**Team Lead Actions:**
1. Acknowledge Wave 3 completion
2. Verify all metrics:
   - 33+ tests passing
   - GPU 50-100x speedup verified
   - Spatial culling 98% accuracy
   - <5% memory overhead
3. Generate Phase 5 completion report
4. Coordinate final commits (5 comprehensive)

---

## MONITORING DASHBOARD

### Task Status (Real-Time)
```
TASK #6 (Gap 5.3): 🟡 IN_PROGRESS
└─ Phase 1/4 active (MSW handlers)
└─ Owner: integration-tests-architect
└─ Target: 8 tests passing by Phase 4
└─ ETA Phase 4: ~03:15 UTC

TASK #7 (Gap 5.4): 🟡 IN_PROGRESS ⚠️ CRITICAL PATH
└─ Phase 1/4 active (activities.go + workflows.go)
└─ Owner: general-purpose
└─ Target: 1 test passing by T+20 → unblocks Wave 3
└─ ETA Phase 4: ~03:15 UTC
└─ CRITICAL: Checkpoint at T+20 min

TASK #8 (Gap 5.5): 🟡 IN_PROGRESS
└─ Phase 1/4 active (table test data)
└─ Owner: general-purpose
└─ Target: 6 tests passing by Phase 4
└─ ETA Phase 4: ~03:15 UTC

TASK #20 (Gap 5.6): 🟡 IN_PROGRESS
└─ Phase 1/4 active (API endpoint analysis)
└─ Owner: api-performance-implementer
└─ Target: 15+ tests passing
└─ ETA Phase 4: ~03:05 UTC

TASK #21 (Gap 5.7): 🟡 IN_PROGRESS ⭐ CRITICAL (LONGEST)
└─ Phase 1/4 active (GPU shader architecture)
└─ Owner: api-performance-implementer
└─ Target: 10+ tests + 50-100x GPU speedup
└─ ETA Phase 4: ~03:15 UTC
└─ CRITICAL: 40-minute duration

TASK #22 (Gap 5.8): 🟡 IN_PROGRESS
└─ Phase 1/4 active (spatial indexing design)
└─ Owner: api-performance-implementer
└─ Target: 8+ tests + 98% culling accuracy
└─ ETA Phase 4: ~02:55 UTC
```

### Resource Status
```
COORDINATION DOCUMENTS: ✅ DEPLOYED
├─ PHASE_5_LIVE_COMMAND_CENTER.md (team lead dashboard)
├─ PHASE_5_WAVE_2_MONITORING_DASHBOARD.md (agent tracking)
├─ PHASE_5_WAVE_3_READINESS_BRIEF.md (Wave 3 specs)
├─ PHASE_5_RESOURCE_INDEX.md (quick navigation)
└─ PHASE_5_EXECUTION_READY.md (final execution doc)

ARCHITECTURE DOCUMENTS: ✅ AVAILABLE
├─ docs/reports/PHASE_5_COMPLETE_EXECUTION_PLAN.md (18K)
├─ docs/reports/PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md (19K)
└─ docs/reports/PHASE_5_GAPS_5_6_5_7_5_8_IMPLEMENTATION_PLAN.md (500+ lines)

AGENT SUPPORT: ✅ ACTIVE
├─ Code templates provided (WebGPU WGSL, WebGL, spatial indexing)
├─ MSW handlers + test data fixtures ready
├─ Temporal framework + MinIO setup documented
├─ WCAG compliance checklist provided
└─ GPU performance benchmarks specified
```

---

## COMMUNICATION CHANNELS

### Real-Time Monitoring
- **TaskList:** Live task status (check every 5-10 min)
- **Agent Messages:** Checkpoint reports + blocker escalation
- **This File:** Live control board updates

### Checkpoint Reporting
- **Wave 2:** Reports at T+15, T+30, T+45, T+60 min
- **Wave 3:** Offset reports (avoid collision with Wave 2)
- **Format:** "Phase X complete - [deliverables]"

### Blocker Escalation
- **Trigger:** Any blocking issue reported
- **Recipient:** Team lead (api-performance-architect)
- **Response:** Provide architecture reference or direct guidance
- **Escalation:** If unresolvable, offer additional support

---

## SUCCESS METRICS TRACKING

### Wave 2 (T+15 to T+90 min)
| Metric | Target | Status |
|--------|--------|--------|
| Gap 5.3 tests | 8/8 passing | 🟡 Phase 1 active |
| Gap 5.4 tests | 1/1 passing | 🟡 Phase 1 active ⚠️ CRITICAL |
| Gap 5.5 tests | 6/6 passing | 🟡 Phase 1 active |
| Coverage | ≥85% | 🟡 Tracking |
| Flake-free runs | 5x | 🟡 Phase 4 target |
| **Total** | **15/15** | **🟡 IN PROGRESS** |

### Wave 3 (T+15 to T+120 min)
| Metric | Target | Status |
|--------|--------|--------|
| Gap 5.6 tests | 15+ passing | 🟡 Phase 1 active |
| Gap 5.7 tests | 10+ passing | 🟡 Phase 1 active ⭐ CRITICAL |
| Gap 5.8 tests | 8+ passing | 🟡 Phase 1 active |
| GPU speedup | 50-100x | 🟡 Gap 5.7 target |
| Spatial accuracy | 98% | 🟡 Gap 5.8 target |
| Coverage | ≥85% | 🟡 Tracking |
| **Total** | **33+/33** | **🟡 IN PROGRESS** |

### Overall Phase 5
| Metric | Target | Status |
|--------|--------|--------|
| Total tests | 66+ | 🟡 56/66 in progress (18 done + 48 active) |
| Quality score | 97-98/100 | 🟡 Tracking |
| Coverage | ≥85% | 🟡 Maintaining |
| GPU performance | 50-100x | 🟡 Verifying |
| Accessibility | WCAG 2.1 AA | 🟡 Gap 5.5 target |

---

## CRITICAL ACTIONS CHECKLIST

### Team Lead Must Do (Now)
- [ ] Monitor TaskList actively
- [ ] Prepare to receive Checkpoint 1 messages (~02:30)
- [ ] Have PHASE_5_LIVE_COMMAND_CENTER.md open
- [ ] Have PHASE_5_WAVE_3_READINESS_BRIEF.md ready to send

### Team Lead Must Do (At Checkpoint 1 ~02:30)
- [ ] Receive 3 Phase 1 complete messages
- [ ] **CRITICAL:** Ask Gap 5.4 "Are you on schedule?"
- [ ] Acknowledge each agent
- [ ] Direct all to Phase 2
- [ ] **DISPATCH Wave 3 immediately** (send readiness brief)

### Team Lead Must Do (At T+20 ~02:35)
- [ ] Gap 5.4 test completion signal expected
- [ ] Wave 3 GPU agents should be executing by now
- [ ] Confirm api-performance-implementer received signal

### Team Lead Must Do (Checkpoints 2-5)
- [ ] Acknowledge each checkpoint report
- [ ] Verify deliverables per checkpoint
- [ ] Monitor critical path (Gap 5.4 → 5.7)
- [ ] Direct next phases
- [ ] Escalate any blockers

### Team Lead Must Do (Final ~03:45-04:05)
- [ ] Verify 66+ tests passing
- [ ] Verify GPU speedup 50-100x
- [ ] Verify spatial metrics (98% + <5%)
- [ ] Generate Phase 5 completion report
- [ ] Coordinate final 5 commits

---

## CONTINGENCY RESPONSE MATRIX

| Scenario | Detection | Response |
|----------|-----------|----------|
| **Agent Blocked** | Blocker message received | Check architecture docs + provide guidance |
| **Gap 5.4 Delayed >5 min** | No Phase 1 report by T+18 | Ask agent for ETA |
| **Gap 5.4 Delayed >10 min** | Still no Phase 1 report by T+25 | Adjust Wave 3 start, investigate blocker |
| **Test Failing** | Agent reports test failure | Check test expectations in plan + provide debug |
| **GPU Speedup Not Achieved** | Benchmark doesn't meet target | Check device support + shader compilation |
| **Coverage Dropped** | Coverage <85% reported | Investigate uncovered code + add tests |

---

## TIMELINE AT A GLANCE

```
PHASE 5 EXECUTION TIMELINE
═════════════════════════════════════════════════════════════════

02:15 UTC ─ Wave 2 Start ──────────────────────────────────────┐
           (Gap 5.3, 5.4, 5.5 Phase 1 LIVE)                   │
           │                                                   │
02:30 UTC  ├─ Checkpoint 1 ← IMMINENT                         │
           │  (Phase 1 complete, proceed to Phase 2)          │
           │  Gap 5.4 status: CRITICAL PATH CHECK             │
           │                                                   │
02:35 UTC  ├─ Gap 5.4 Complete Signal                         │
           │  Wave 3 Dispatch ──────────────────────────────┐  │
           │  (Gap 5.6, 5.7, 5.8 Phase 1 BEGIN)              │  │
           │                                                   │  │
02:45 UTC  ├─ Checkpoint 2                                    │  │
           │  (Phase 2 complete, proceed to Phase 3)      ┌──┴──┴──┐
           │                                              │ Wave 3  │
03:00 UTC  ├─ Checkpoint 3                                │ Phase 1 │
           │  (Tests enabled, proceed to Phase 4)         │  ~50%   │
           │                                              │         │
03:15 UTC  ├─ Checkpoint 4 ✅ WAVE 2 COMPLETE             │ Phase 2 │
           │  (Wave 2: 15/15 tests passing)               │ ~50%    │
           │                                              │         │
03:45 UTC  └─ Checkpoint 5 ✅ WAVE 3 COMPLETE             │ Phase 3 │
              (Wave 3: 33+ tests + GPU speedup verified)  │ ~100%   │
                                                          │ Final   │
04:05 UTC                                                 │ Val'tion│
                                                          └─────────┘

TOTAL WALL-CLOCK: 90-120 minutes (vs 180+ sequential)
═════════════════════════════════════════════════════════════════
```

---

## FINAL STATUS

```
╔════════════════════════════════════════════════════════════════════╗
║ PHASE 5: LIVE EXECUTION CONTROL BOARD                             ║
╠════════════════════════════════════════════════════════════════════╣
║                                                                    ║
║ Wave 1: ✅ COMPLETE (18 tests)                                   ║
║ Wave 2: 🟡 IN PROGRESS (15 tests, Checkpoint 1 IMMINENT)        ║
║ Wave 3: 🟡 IN PROGRESS (33+ tests, Parallel with Wave 2)        ║
║                                                                    ║
║ TOTAL: 🟡 56/66 tests active (18 done + 48 in progress)         ║
║                                                                    ║
║ CRITICAL PATH: Gap 5.4 (T+20 min) → Gap 5.7 (T+60 min)          ║
║ STATUS: ✅ ON TRACK                                              ║
║ NEXT: Checkpoint 1 (~02:30 UTC) ← IMMINENT                      ║
║                                                                    ║
║ SUPPORT: ✅ DEPLOYED                                             ║
║ AGENTS: ✅ EXECUTING                                             ║
║ RESOURCES: ✅ AVAILABLE                                          ║
║                                                                    ║
║ 🚀 LET'S EXECUTE PHASE 5! 🚀                                    ║
║                                                                    ║
╚════════════════════════════════════════════════════════════════════╝
```

---

**Generated:** 2026-02-06 02:30+ UTC
**Status:** 🟢 LIVE EXECUTION ACTIVE
**Next Trigger:** Checkpoint 1 (~02:30 UTC) IMMINENT
**Authorization:** FULL DEPLOYMENT

