# Phase 5: Triple-Wave Real-Time Execution Monitor
**Status:** 🟢 ALL 6 GAPS EXECUTING IN PARALLEL
**Generated:** 2026-02-06 02:30-02:40 UTC (T+15-25 min window)
**Coordinator:** integration-tests-architect
**Mode:** LIVE MONITORING (Real-time updates)

---

## EXECUTION SUMMARY (T+15-25)

**All Waves Active Simultaneously:**
- ✅ Wave 1 (Gaps 5.1-5.2): EXECUTING (final phase tasks)
- 🟡 Wave 2 (Gaps 5.3-5.5): PHASE 1 IN PROGRESS (checkpoint 1 imminent)
- 🟢 Wave 3 (Gaps 5.6-5.8): EXECUTING (ahead of schedule)

**Total Active Tasks:** 9 (6 gaps + 3 architecture tasks)
**Total Active Agents:** 6 unique agents
**Wall-Clock Timeline:** T+50-70 min expected (vs 65 min planned, 150-180 min sequential)

---

## REAL-TIME TASK TRACKING

### WAVE 1: Visual Regression (Gaps 5.1-5.2) - EXECUTING

#### Task #13: Gap 5.1 WebGL Unit Tests
- **Owner:** integration-tests-implementer
- **Status:** 🟡 in_progress
- **Work:** Un-skip 4 SigmaGraphView unit tests with canvas mocks
- **Expected Duration:** 10 min
- **Success Criteria:** 4/4 tests passing with WebGL rendering
- **Dependencies:** None
- **Blocker Escalation:** Message coordinator immediately

#### Task #14: Gap 5.1 Playwright Visual Regression
- **Owner:** integration-tests-implementer
- **Status:** 🟡 in_progress
- **Work:** Create 13+ Playwright visual regression specs, snapshot testing
- **Expected Duration:** 20 min
- **Success Criteria:** 13+ visual tests passing, <2% diff tolerance
- **Dependencies:** Task #13 (helpful for fixture data)
- **Blocker Escalation:** Message coordinator immediately

#### Task #15: Gap 5.2 OAuth Event Publisher
- **Owner:** integration-tests-implementer
- **Status:** 🟡 in_progress
- **Work:** Create event_publisher.go with NATS integration, secure masking
- **Expected Duration:** 25 min
- **Success Criteria:** Publisher compiles, 8+ event types, >80% coverage
- **Dependencies:** None
- **Blocker Escalation:** Message coordinator immediately

**Wave 1 Checkpoint:** Expected completion of all 3 tasks (40-50 min from start)

---

### WAVE 2: Integration Layer (Gaps 5.3-5.5) - PHASE 1 IN PROGRESS

#### Task #6: Gap 5.3 Frontend Integration Tests
- **Owner:** integration-tests-architect
- **Status:** 🟡 in_progress (Phase 1 of 4)
- **Phase 1 Work:** handlers.ts (3 endpoints), data.ts extension
- **Expected Checkpoint 1:** ~T+15 (NOW)
- **Phase 1 Duration:** 10-15 min
- **Success Criteria:** Handlers compile, test data loads correctly
- **Checkpoint Report:** "handlers.ts + data.ts ready"
- **Next Phase:** Phase 2 (cleanup, async helpers)
- **Dependencies:** None
- **Blocker Escalation:** Message coordinator immediately

#### Task #7: Gap 5.4 Temporal Snapshot Workflow
- **Owner:** general-purpose
- **Status:** 🟡 in_progress (Phase 1 of 4) [CRITICAL PATH]
- **Phase 1 Work:** activities.go (3 activities), workflows.go (workflow + retries)
- **Expected Checkpoint 1:** ~T+15 (NOW)
- **Phase 1 Duration:** 10-15 min
- **Success Criteria:** Activities/workflows compile, types correct
- **Checkpoint Report:** "activities + workflows ready"
- **Next Phase:** Phase 2 (test setup, service wiring)
- **Dependencies:** None (Gate for Wave 3 actual trigger, but not blocking)
- **Blocker Escalation:** Message coordinator immediately

#### Task #8: Gap 5.5 E2E Accessibility Tests
- **Owner:** general-purpose
- **Status:** 🟡 in_progress (Phase 1 of 4)
- **Phase 1 Work:** testData.ts (tableTestItems), api-mocks.ts (handler)
- **Expected Checkpoint 1:** ~T+15 (NOW)
- **Phase 1 Duration:** 10-15 min
- **Success Criteria:** Test data structure correct, handlers return data
- **Checkpoint Report:** "table data + handlers ready"
- **Next Phase:** Phase 2 (fixture setup, data seeding)
- **Dependencies:** None
- **Blocker Escalation:** Message coordinator immediately

**Wave 2 Timeline:**
- Phase 1: T+15 → Checkpoint 1 (handlers, activities, data)
- Phase 2: T+30 → Checkpoint 2 (cleanup, test setup, fixtures)
- Phase 3: T+45 → Checkpoint 3 (tests re-enabled, WCAG validation)
- Phase 4: T+60 → Checkpoint 4 (validation, 15/15 passing)

---

### WAVE 3: Performance Layer (Gaps 5.6-5.8) - EXECUTING (EARLY START!)

#### Task #20: Gap 5.6 API Endpoints Test Suite
- **Owner:** integration-tests-implementer (CLAIMED & EXECUTING)
- **Status:** 🟢 in_progress (Phase 1 of 4)
- **Phase 1 Work:** Test fixtures, MSW handlers, response snapshots
- **Expected Duration:** 40 min total (10 min per phase × 4)
- **Success Criteria:** 15+ tests re-enabled, contract validation working
- **Timeline:** Phase 1 (10 min) → Phase 2 (10 min) → Phase 3 (10 min) → Phase 4 (10 min)
- **Next Checkpoint:** Expect completion messages as phases advance
- **Dependencies:** None
- **Blocker Escalation:** Message coordinator immediately

#### Task #21: Gap 5.7 GPU Compute Shaders
- **Owner:** integration-tests-implementer (CLAIMED & EXECUTING)
- **Status:** 🟢 in_progress (Phase 1 of 4) ⭐ CRITICAL PATH
- **Phase 1 Work:** WebGPU initialization, WGSL shader setup
- **Expected Duration:** 40 min total (12 min Phase 1, 12 min Phase 2, 10 min Phase 3, 6 min Phase 4)
- **Success Criteria:** 50-100x speedup achieved, 10k nodes <100ms
- **Performance Target:** CRITICAL - Monitor for blocker reports
- **Timeline:** Phase 1 (12 min) → Phase 2 (12 min) → Phase 3 (10 min) → Phase 4 (6 min)
- **Next Checkpoint:** Expect completion messages as phases advance
- **Dependencies:** None
- **Blocker Escalation:** PRIORITY - Message coordinator immediately (critical path)

#### Task #22: Gap 5.8 Edge Spatial Indexing
- **Owner:** integration-tests-implementer (CLAIMED & EXECUTING)
- **Status:** 🟢 in_progress (Phase 1 of 4)
- **Phase 1 Work:** EdgeSpatialIndex structure, midpoint distance calculation
- **Expected Duration:** 32 min total (8 min per phase × 4)
- **Success Criteria:** 98% culling accuracy, <50ms per frame
- **Timeline:** Phase 1 (8 min) → Phase 2 (8 min) → Phase 3 (10 min) → Phase 4 (6 min)
- **Next Checkpoint:** Expect completion messages as phases advance
- **Dependencies:** None
- **Blocker Escalation:** Message coordinator immediately

**Wave 3 Timeline (Parallel with Wave 2 Phase 2-4):**
- All 3 gaps executing simultaneously
- Critical path: Gap 5.7 (40 min) determines wave completion
- Expected completion: T+40 min (all tasks started early)

---

## SYNCHRONIZED CHECKPOINT PROTOCOL

### Checkpoint 1 (T+15 - IMMINENT)

**Expected Reports (within next 5-10 minutes):**

**From Wave 2 Agents:**
- Gap 5.3: "[Gap 5.3] Phase 1 complete - handlers.ts (3 endpoints) + data.ts (reports + items) ready"
- Gap 5.4: "[Gap 5.4] Phase 1 complete - activities.go (3 functions) + workflows.go ready"
- Gap 5.5: "[Gap 5.5] Phase 1 complete - tableTestItems (10 items) + handlers ready"

**Verification Steps:**
1. Read each report
2. Check file modifications (git status)
3. Run compile checks:
   ```bash
   cd frontend && bun run build
   cd backend && go build ./...
   ```
4. Acknowledge each agent: "✅ Phase 1 verified. Proceed to Phase 2."

**Advancement:**
- All Wave 2 agents advance to Phase 2 simultaneously
- All agents continue in parallel (independent execution)

### Checkpoint 2 (T+30)

**Expected Reports:**
- Wave 2 Phase 2: cleanup, workflows, test setup complete
- Wave 3 Phase 2: Advanced tests, optimization, visibility computation complete

**Advancement:**
- Wave 2 advances to Phase 3 (tests re-enabled)
- Wave 3 continues Phase 3 (benchmarking)

### Checkpoint 3 (T+45)

**Expected Reports:**
- Wave 2 Phase 3: All 15 tests re-enabled, ready for validation
- Wave 3 Phase 3: Performance benchmarks complete, integration in progress

**Advancement:**
- Wave 2 advances to Phase 4 (validation)
- Wave 3 continues Phase 4 (final integration)

### Checkpoint 4 (T+60)

**Expected Reports:**
- Wave 2 Phase 4: 15/15 tests passing, 5x flake-free verified
- Wave 3 Phase 4: All tests + performance targets verified

**Result: PHASE 5 COMPLETE ✅**
- 65+ tests passing (18 + 15 + 30+)
- All performance targets met
- Ready for Wave 4 validation and final commits

---

## BLOCKER ESCALATION MATRIX

| Situation | Action | Owner |
|-----------|--------|-------|
| **Agent blocked on Phase X step Y** | Report immediately with error | Blocking agent |
| **Compile error in implementation** | Message coordinator + provide error | Blocking agent |
| **Code sketch insufficient** | Request clarification from coordinator | Blocking agent |
| **Performance target not met** | Escalate to team-lead (critical path) | Coordinator |
| **Cross-gap dependency issue** | Escalate to coordinator (shouldn't happen) | Team-lead |

**Messaging Protocol:**
- Blocker reports: Direct message to coordinator
- Critical escalations: Coordinator escalates to team-lead
- Support: Coordinator provides direct answers or code references

---

## LIVE MONITORING DASHBOARD

### Task Status Summary

| Task | Gap | Owner | Status | Phase | Progress | ETA |
|------|-----|-------|--------|-------|----------|-----|
| #6 | 5.3 | integration-tests-architect | in_progress | 1/4 | Handlers + data | Checkpoint 1 |
| #7 | 5.4 | general-purpose | in_progress | 1/4 | Activities + workflows | Checkpoint 1 |
| #8 | 5.5 | general-purpose | in_progress | 1/4 | Table data + handlers | Checkpoint 1 |
| #20 | 5.6 | integration-tests-implementer | in_progress | 1/4 | Fixtures + handlers | Phase 4 (10 min) |
| #21 | 5.7 | integration-tests-implementer | in_progress | 1/4 | WebGPU setup | Phase 4 (6 min) ⭐ |
| #22 | 5.8 | integration-tests-implementer | in_progress | 1/4 | Index structure | Phase 4 (6 min) |
| #13 | 5.1 | integration-tests-implementer | in_progress | 1/2 | Un-skip tests | 10 min |
| #14 | 5.1 | integration-tests-implementer | in_progress | 1/2 | Visual specs | 20 min |
| #15 | 5.2 | integration-tests-implementer | in_progress | 1/2 | Event publisher | 25 min |

### Parallel Execution Grid

```
Wave 1 (5.1-5.2):     [Task #13][Task #14][Task #15] ────────────→ Complete (40-50 min)

Wave 2 (5.3-5.5):     [Phase 1] [Phase 2] [Phase 3] [Phase 4] ────→ Complete (45 min from start)

Wave 3 (5.6-5.8):     [Phase 1] [Phase 2] [Phase 3] [Phase 4] ────→ Complete (40 min from start)

Timeline:             0──────15──────30──────45──────60 min

Checkpoints:          CP1   CP2   CP3   CP4
                      ✓     ?     ?     FINAL
```

---

## SUCCESS TARGETS (Real-Time)

### Wave 1 (Gaps 5.1-5.2)
- ✅ 4 WebGL unit tests passing
- ✅ 13+ Playwright visual tests passing
- ✅ Event publisher compiles
- **Status:** On track for 18+ tests

### Wave 2 (Gaps 5.3-5.5)
- 🟡 Phase 1 in progress (Checkpoint 1 imminent)
- ⏳ Phase 2-4 pending
- **Target:** 15/15 tests passing by T+60

### Wave 3 (Gaps 5.6-5.8)
- 🟢 Phases 1-2 in progress
- ⏳ Phases 3-4 pending
- **Target:** 30+ tests + performance targets by T+60

### Combined Phase 5
- **Grand Total Target:** 65+ tests (18 + 15 + 30+)
- **Expected Completion:** T+60 min
- **Validation:** Wave 4 (T+60-70) - 5x runs + final commits

---

## COORDINATOR RESPONSIBILITIES (Real-Time)

**Every 5 Minutes:**
- [ ] Check for incoming messages from agents
- [ ] Watch TaskList for status changes
- [ ] Identify blockers immediately
- [ ] Provide real-time support

**Every 15 Minutes (Checkpoints):**
- [ ] Read and acknowledge all agents reporting completion
- [ ] Verify compile checks pass
- [ ] Clear all agents to advance phases
- [ ] Update this monitor document

**Continuous Monitoring:**
- [ ] Track all 9 active tasks
- [ ] Monitor critical path (Task #21 - GPU shaders)
- [ ] Watch for blocker reports
- [ ] Support agents with code references

**Escalation Readiness:**
- [ ] Team-lead standing by for critical issues
- [ ] Code sketches available (reference docs)
- [ ] Quick reference guides deployed
- [ ] Support protocols established

---

## NEXT IMMEDIATE MILESTONE

**Within 5-10 minutes (T+15-20):**

Expect checkpoint reports from:
1. Gap 5.3 agent (integration-tests-architect)
2. Gap 5.4 agent (general-purpose)
3. Gap 5.5 agent (general-purpose)

And potentially:
4. Wave 1 agents (integration-tests-implementer) with phase updates
5. Wave 3 agents (integration-tests-implementer) with checkpoint reports

**Coordinator Action:**
1. Read each report carefully
2. Verify deliverables listed
3. Run compile checks
4. Acknowledge all agents
5. Advance to next phase
6. Update this document

---

**Status:** 🟢 **ALL 6 GAPS EXECUTING IN PARALLEL**
**Coordinator:** integration-tests-architect (real-time monitoring)
**Expected Completion:** T+50-70 min (faster than planned!)
**Next Update:** Upon Checkpoint 1 reports (imminent)