# Phase 5: Dual-Wave Execution Monitor
**Status:** 🟢 LIVE COORDINATION ACTIVE
**Generated:** 2026-02-06 02:30 UTC (T+15 min)
**Coordinator:** integration-tests-architect

---

## EXECUTIVE STATUS

**Overall Progress:** 3/8 gaps complete or in execution
- Wave 1 (Gaps 5.1-5.2): ✅ COMPLETE (18/18 tests)
- Wave 2 (Gaps 5.3-5.5): 🟡 ACTIVE - Phase 1 progress checkpoint
- Wave 3 (Gaps 5.6-5.8): 🟡 STAGED - Ready for T+20 deployment

**Expected Completion:** T+60 min (2026-02-06 03:15 UTC)
**Elapsed:** 15 minutes / 65 minutes total

---

## WAVE 2 STATUS (Gaps 5.3-5.5) - T+15 CHECKPOINT

### Gap 5.3: Frontend Integration Tests (Task #6)
**Agent:** integration-tests-architect
**Scope:** 8 skipped tests → fully enabled
**Phase 1 Work (T+0 to T+15):**
- [ ] handlers.ts: Add 3 MSW endpoints (templates, search, export)
- [ ] data.ts: Extend mockReports + mockItems
- [ ] Verify data structures loaded correctly

**Status:** 🟡 EXPECTED COMPLETION NOW (T+15)
**Next:** Report Phase 1 completion, await Checkpoint 1 acknowledgment, move to Phase 2 (cleanup + helpers)

**Dependency:** None (independent)
**Blocker Escalation:** Message team-lead immediately if issues

---

### Gap 5.4: Temporal Snapshot Workflow (Task #7)
**Agent:** general-purpose
**Scope:** 1 skipped test → fully enabled with Temporal activities
**Phase 1 Work (T+0 to T+15):**
- [ ] Create activities.go (QuerySnapshot, CreateSnapshot, UploadSnapshot)
- [ ] Create workflows.go (SnapshotWorkflow with retries)
- [ ] Verify Temporal types compile correctly

**Status:** 🟡 EXPECTED COMPLETION NOW (T+15)
**Next:** Report Phase 1 completion, move to Phase 2 (test setup + service wiring)
**Critical Path Note:** Gap 5.4 completion triggers Wave 3 launch (T+20 target)

**Dependency:** None (independent)
**Blocker Escalation:** Message team-lead immediately if issues

---

### Gap 5.5: E2E Accessibility Tests (Task #8)
**Agent:** general-purpose
**Scope:** 6 skipped tests → fully enabled with WCAG compliance
**Phase 1 Work (T+0 to T+15):**
- [ ] testData.ts: Add tableTestItems array (7+ items, mixed types/status/priority)
- [ ] api-mocks.ts: Add items endpoint handler with pagination
- [ ] Verify test data returns correct structure

**Status:** 🟡 EXPECTED COMPLETION NOW (T+15)
**Next:** Report Phase 1 completion, move to Phase 2 (fixture setup)

**Dependency:** None (independent)
**Blocker Escalation:** Message team-lead immediately if issues

---

## WAVE 2 PHASE 2 TIMELINE (T+30 Checkpoint)

| Gap | Phase 2 Work | Duration | Owner |
|-----|--------------|----------|-------|
| **5.3** | setup.ts cleanup, async-test-helpers creation | 10 min | integration-tests-architect |
| **5.4** | Temporal test environment, service.go wiring | 10 min | general-purpose |
| **5.5** | Fixture setup, data seeding | 10 min | general-purpose |

**Expected Checkpoint 2:** T+30 min (2026-02-06 02:45 UTC)

---

## WAVE 3 READINESS (Gaps 5.6-5.8) - STAGED FOR T+20 LAUNCH

**Status:** 🟡 FULLY STAGED - Awaiting Trigger
**Trigger Condition:** Gap 5.4 Phase 1 completion (expected T+15-20)
**Deployment Time:** Immediate upon trigger (within 5 min)

### Gap 5.6: API Endpoints Test Suite (Task #20)
**Scope:** 15+ API tests, contract validation
**Phase 1 Duration:** ~10 min (test fixtures + MSW handlers)
**Assigned Agent:** (awaiting team-lead assignment at T+20)
**Blockers:** None (full code sketches provided)

### Gap 5.7: GPU Compute Shaders (Task #21) ⭐ CRITICAL PATH
**Scope:** WebGPU + WebGL GPGPU, 50-100x speedup
**Phase 1 Duration:** ~12 min (WebGPU setup)
**Assigned Agent:** (awaiting team-lead assignment at T+20)
**Blockers:** None (full code sketches provided)
**Note:** This is the critical path for Wave 3 (40 min total)

### Gap 5.8: Edge Spatial Indexing (Task #22)
**Scope:** Viewport culling, 98% accuracy, <50ms performance
**Phase 1 Duration:** ~8 min (spatial index structure)
**Assigned Agent:** (awaiting team-lead assignment at T+20)
**Blockers:** None (full code sketches provided)

---

## SYNCHRONIZED EXECUTION TABLE (Real-Time)

```
Timeline:  T+0----T+15----T+30----T+45----T+60
           |       |       |       |       |

WAVE 1:    ████████ COMPLETE ✅ (18 tests)

WAVE 2:    ........████████ Phase 1-2 ████████ Phase 3-4 ████ COMPLETE
           (setup)  (handlers) (cleanup) (enable) (validate)

WAVE 3:    ....................████████ Phase 1-2 ████████ Phase 3-4 ████
                                      (setup) (adv tests) (bench) (final)

Parallel:                       └─────45 min parallel execution─────┘
```

---

## CHECKPOINT ACKNOWLEDGMENT TEMPLATE

When agents report Checkpoint 1 completion (T+15):

**For Team Lead to Acknowledge:**
1. ✅ Gap 5.3: handlers.ts + data.ts confirmed
2. ✅ Gap 5.4: activities.go + workflows.go confirmed
3. ✅ Gap 5.5: tableTestItems + handlers confirmed
4. **ACTION:** All agents move to Phase 2
5. **ACTION:** (If not yet assigned) Assign Wave 3 agents to Tasks #20, #21, #22

---

## RESOURCE LINKS (For Real-Time Reference)

**Wave 2 Documentation:**
- Implementation Plan: `/docs/reports/PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` (800+ lines)
- Code Implementation: `/docs/reports/PHASE_5_3_5_5_CODE_IMPLEMENTATION.md` (900+ lines)
- Quick Reference: `/docs/guides/quick-start/PHASE_5_3_5_5_AGENT_QUICK_START.md` (400+ lines)

**Wave 3 Documentation:**
- Implementation Plan: `/docs/reports/PHASE_5_GAPS_5_6_5_7_5_8_IMPLEMENTATION_PLAN.md` (500+ lines)
- Executive Summary: `/docs/reports/PHASE_5_GAPS_5_6_5_7_5_8_EXECUTIVE_SUMMARY.md`

**Task Assignments:**
- Task #6 (Gap 5.3): `integration-tests-architect` - LIVE
- Task #7 (Gap 5.4): `general-purpose` - LIVE
- Task #8 (Gap 5.5): `general-purpose` - LIVE
- Task #20 (Gap 5.6): (awaiting assignment) - READY
- Task #21 (Gap 5.7): (awaiting assignment) - READY
- Task #22 (Gap 5.8): (awaiting assignment) - READY

---

## BLOCKER ESCALATION PROTOCOL

**If any agent reports blocker:**

1. **Check documentation** → All code sketches provided (ready to adapt)
2. **Read blocker message** → Understand exact issue
3. **Provide direct answer** → Reference implementation plan + code sketches
4. **If unresolved** → Escalate to team-lead with full context

**Communication Channels:**
- **Quick questions:** Direct message to coordinator
- **Blockers:** Message team-lead immediately
- **Milestone completion:** Update TaskList + send message

---

## MONITORING CHECKLIST (Team Lead)

**Every 10 minutes:**
- [ ] Check TaskList for agent status updates
- [ ] Watch for incoming messages (blockers, milestones)
- [ ] Verify no critical issues

**Every 15 minutes (at checkpoints):**
- [ ] T+15: Receive + acknowledge Wave 2 Checkpoint 1
- [ ] T+20: Assign 3 agents to Wave 3 (Tasks #20, #21, #22)
- [ ] T+30: Receive + acknowledge Wave 2 & 3 Checkpoint 1
- [ ] T+45: Receive + acknowledge Wave 2 & 3 Checkpoint 2
- [ ] T+60: Verify both waves complete → Initiate Wave 4 validation

**Before T+60 completion:**
- [ ] Prepare Wave 4 validation (see PHASE_5_WAVE_4_VALIDATION.md)
- [ ] Assign validation team if needed

---

## SUCCESS METRICS (Live Tracking)

### Wave 2 (Gaps 5.3-5.5)
- **Target:** 15/15 tests passing by T+60
- **Progress:** Awaiting Phase 1 checkpoint
- **Current:** Phase 1 in progress (T+0 to T+15)

### Wave 3 (Gaps 5.6-5.8)
- **Target:** 30+ tests + performance targets by T+60
- **Progress:** Staged and ready for deployment
- **Current:** Awaiting T+20 trigger (Gap 5.4 Phase 1 completion)

### Combined Phase 5
- **Target:** 30+ new tests, all performance targets met, 5 commits ready
- **Expected:** T+60 min completion, T+65-70 min final delivery

---

## CONTINGENCY TRIGGERS

**If Wave 2 Gap blocked:**
- Other 2 gaps continue unaffected (independent)
- Coordinator provides real-time support
- Wave 3 launch still on schedule (independent)

**If Wave 3 Gap blocked:**
- Other 2 gaps continue unaffected (independent)
- Wave 2 already progressing (independent)
- Can shift resources from Wave 2 if needed

**If both waves blocked:**
- Unlikely (6 independent gaps)
- Escalate to team-lead immediately
- Check all code sketches + documentation
- May need to extend timeline

---

## FINAL DELIVERY (Wave 4)

**Trigger:** Both waves complete (all tests passing)
**Duration:** 15-20 minutes
**Activities:**
1. Run full test suite 5x (flake verification)
2. Verify coverage ≥85%
3. Verify performance targets
4. Create 5 comprehensive commits
5. Generate Phase 5 completion report

**Expected Wave 4 Start:** T+60 min
**Expected Phase 5 Complete:** T+70 min

---

## LIVE STATUS SUMMARY

| Component | Status | ETA | Notes |
|-----------|--------|-----|-------|
| **Wave 1** | ✅ COMPLETE | Completed | 18/18 tests, Commit 222c51db2 |
| **Wave 2 Phase 1** | 🟡 EXECUTING | T+15 | Phase 1 Checkpoint 1 report expected |
| **Wave 3 Phase 1** | 🟡 READY | T+20 | Trigger: Gap 5.4 Phase 1 completion |
| **Wave 2 Phase 2-4** | ⏳ PENDING | T+30-60 | Synchronized execution with Wave 3 |
| **Wave 3 Phase 2-4** | ⏳ PENDING | T+30-60 | Parallel execution with Wave 2 |
| **Wave 4 Validation** | ⏳ STAGED | T+60-70 | Final testing + commits ready |
| **Phase 5 Complete** | 🎯 TARGET | T+70 | All 30+ tests + performance verified |

---

**Last Updated:** 2026-02-06 02:30 UTC (T+15)
**Next Update:** T+20-25 (Wave 3 trigger + Wave 2 Phase 2 start)
**Coordinator:** integration-tests-architect (real-time monitoring active)
