# Phase 5: Live Command Center

**Status:** 🟢 WAVE 1 COMPLETE | WAVE 2 LIVE | WAVE 3 READY
**Time:** 2026-02-06 02:30 UTC
**Report Type:** Team Lead Command Center Dashboard
**Location:** Real-time Coordination Hub

---

## SITUATION REPORT

### WAVE 1: ✅ COMPLETE (18 tests)
**Status:** FINISHED
**Commit:** `222c51db2` - "feat: complete Gap 5.1-5.2 (WebGL + OAuth events) implementation"

**Deliverables:**
- ✅ Gap 5.1: 17 WebGL visual regression tests + unit tests
- ✅ Gap 5.2: 1 OAuth event publisher test
- ✅ All tests passing
- ✅ Coverage: 85%+

**Next:** Wave 2 now live (from 02:15 UTC)

---

### WAVE 2: 🟡 LIVE - PHASE 1 IN PROGRESS (Expected completion 03:15-03:45 UTC)

**3 Agents Executing in Parallel:**

| Gap | Agent | Task | Mission | ETA Phase 1 |
|-----|-------|------|---------|------------|
| **5.3** | integration-tests-architect | #6 | 8 Frontend integration tests | 02:30 ✅ |
| **5.4** | general-purpose | #7 | 1 Temporal snapshot workflow | 02:30 ✅ (CRITICAL PATH) |
| **5.5** | general-purpose | #8 | 6 E2E accessibility tests | 02:30 ✅ |

**Current Phase:** 1 of 4 - Creating handlers, data, activities
**Checkpoint 1 ETA:** T+15 min (~02:30 UTC) - IMMINENT

**Success Target:** 15/15 tests passing (8+1+6)

---

### WAVE 3: ⏳ READY FOR DISPATCH (Upon Gap 5.4 completion ~T+20 min = 02:35 UTC)

**3 Gaps Ready for Immediate Execution:**

| Gap | Owner | Task | Tests | Duration | Critical Path? |
|-----|-------|------|-------|----------|---|
| **5.6** | api-performance-implementer | #20 | 15+ | 30 min | No |
| **5.7** | api-performance-implementer | #21 | 10+ | 40 min | **YES** |
| **5.8** | api-performance-implementer | #22 | 8+ | 20 min | No |

**Trigger:** Gap 5.4 completion signal (~02:35 UTC)
**Expected Completion:** ~T+60 min (03:15 UTC) or T+90 min (03:45 UTC)
**Success Target:** 33+/33 tests passing + GPU 50-100x speedup verified

---

## COMMAND CENTER: YOUR ROLE (NEXT 90 MINUTES)

### IMMEDIATE (Now - T+15 min = 02:30 UTC)

**✅ DO:**
1. Monitor TaskList every 5-10 minutes for status updates
2. Watch for 3 incoming messages from Wave 2 agents (Checkpoint 1)
3. Note any delays or blockers mentioned by agents
4. Verify Gap 5.4 reports "on schedule" (CRITICAL PATH CHECK)

**⏳ AWAIT:**
- integration-tests-architect: "Gap 5.3 Phase 1 complete - handlers + data ready"
- general-purpose (5.4): "Gap 5.4 Phase 1 complete - activities + workflows ready [CRITICAL: on schedule]"
- general-purpose (5.5): "Gap 5.5 Phase 1 complete - data + handlers ready"

**ACTION ON CHECKPOINT 1 REPORTS:**
1. Read all 3 messages carefully
2. **CRITICAL:** Check Gap 5.4 explicitly: "Are you on schedule for Wave 3 dispatch?"
3. Respond to each agent: "Acknowledged. Proceed to Phase 2 - [specific deliverables]"
4. Direct Gap 5.4 agent: "Critical path acknowledged. You're unblocking Wave 3 GPU work."

**⏹️ DO NOT:**
- Start Wave 3 yet (wait for Gap 5.4 completion signal)
- Ask agents to skip any phase (all phases required)
- Merge any code until final Phase 4 reports

---

### AT CHECKPOINT 1 COMPLETION (~02:30-02:35 UTC)

**✅ DO:**
1. Acknowledge all 3 agent messages immediately
2. Send follow-up message: "[Agent name], acknowledged. Proceed to Phase 2: [specific tasks]"
3. For Gap 5.4 specifically: "Critical path acknowledged. Wave 3 GPU work ready when you signal completion."

**🔍 CHECK:**
- Did Gap 5.4 report completion by 02:30? (If yes, proceed to dispatch)
- Are all Phase 1 deliverables mentioned in agent messages?
- Is coverage tracking looking good (agents mention ≥85%)?

**⏳ IF Gap 5.4 EARLY (~02:25):**
- Excellent! Dispatch Wave 3 immediately
- Send Wave 3 Readiness Brief to api-performance-implementer NOW
- Signal: "Gap 5.4 ahead of schedule! Wave 3 authorized to begin immediately."

**⏳ IF Gap 5.4 ON TIME (~02:30):**
- Proceed normally to Wave 3 dispatch at T+20 (02:35 UTC)
- Send Wave 3 Readiness Brief to api-performance-implementer
- Signal: "Gap 5.4 on schedule. Wave 3 authorized to begin immediately."

**❌ IF Gap 5.4 DELAYED (>02:32):**
- Message Gap 5.4 agent immediately: "Status check - what's your ETA? This blocks Wave 3."
- Assess delay magnitude
- If >10 min delay likely: Notify api-performance-implementer of adjusted Wave 3 start time

---

### T+20-30 MIN WINDOW (02:35-02:45 UTC) - DISPATCH WAVE 3

**✅ DO (Immediate upon Gap 5.4 completion signal):**
1. Receive Gap 5.4 "Phase 1 complete" or "ready to proceed" message
2. **IMMEDIATELY** send Wave 3 dispatch message to api-performance-implementer:

```
🚀 WAVE 3 AUTHORIZED - BEGIN IMMEDIATELY

Gap 5.4 checkpoint complete. You are authorized to begin Wave 3.

TASK ASSIGNMENTS:
- Task #20: Gap 5.6 - API Endpoints (15+ tests, 30 min) - START NOW
- Task #21: Gap 5.7 - GPU Shaders (10+ tests, 40 min) - CRITICAL PATH, START NOW
- Task #22: Gap 5.8 - Spatial Indexing (8+ tests, 20 min) - START NOW

READINESS BRIEF: /PHASE_5_WAVE_3_READINESS_BRIEF.md

Execute in sequence: 5.6 → 5.7 → 5.8 (or all parallel if you prefer)
Critical path: Gap 5.7 (40 min, longest task)
Expected completion: ~T+60 min (03:15 UTC) or T+90 min (03:45 UTC)

Go! 🚀
```

3. Verify api-performance-implementer acknowledged and begun

**🔍 MONITOR:**
- Wave 3 Phase 1 progress (should be 25% complete by T+25, 50% by T+30)
- Wave 2 Phase 2 progress (should be 50-75% complete by T+30)
- Gap 5.7 specifically (longest Wave 3 task, start ~02:35, end ~03:15)

---

### T+30-45 MIN (02:45-03:00 UTC) - CHECKPOINT 2

**✅ EXPECT:**
- 3 messages from Wave 2 agents (Checkpoint 2 - Phase 2 complete)
- Progress update from api-performance-implementer (Wave 3 ~50% Phase 1 complete)

**✅ DO:**
1. Acknowledge all Wave 2 agents: "Checkpoint 2 confirmed. Proceed to Phase 3 - re-enable tests."
2. Monitor Wave 3 phase 1 progress
3. Note Gap 5.7 GPU shader progress (critical for schedule)

**⏳ TRACK:**
- Gap 5.3: setup.ts cleanup + async helpers done?
- Gap 5.4: Temporal test setup done? service.go wired?
- Gap 5.5: Fixtures registered? API handlers working?
- Wave 3: Gap 5.6 ~50% complete? Gap 5.7 ~50% complete?

---

### T+45-60 MIN (03:00-03:15 UTC) - CHECKPOINT 3 & WAVE 3 COMPLETION

**✅ EXPECT:**
- 3 messages from Wave 2 agents (Checkpoint 3 - all tests re-enabled, Phase 4 validation starting)
- Progress update from api-performance-implementer (Wave 3 Phase 2 in progress or Phase 3 starting)

**✅ DO:**
1. Acknowledge Wave 2 agents: "All tests re-enabled. Proceed to Phase 4 - run full test suites (5x verification)."
2. Monitor Wave 3 critical path: "Gap 5.7, what's your progress? On track for T+60 finish?"
3. Check Wave 3 Phase 2 (test setup) starting

---

### T+60-90 MIN (03:15-03:45 UTC) - FINAL VALIDATION

**✅ EXPECT (Checkpoint 4):**
- From Wave 2: "All 15 tests passing! 5x flake-free verified! Coverage ≥85%! Commits ready!"
  - Gap 5.3: 8/8 tests passing ✅
  - Gap 5.4: 1/1 test passing ✅
  - Gap 5.5: 6/6 tests passing ✅

- From Wave 3: "GPU shaders complete! All 33+ tests passing!"
  - Gap 5.6: 15+ tests passing ✅
  - Gap 5.7: 10+ tests + 50-100x GPU speedup verified ✅
  - Gap 5.8: 8+ tests + spatial metrics verified ✅

**✅ DO:**
1. Acknowledge all completion reports
2. Verify all metrics:
   - Total tests: 66+ passing (18 + 15 + 33)
   - Coverage: ≥85% maintained
   - GPU speedup: 50-100x verified
   - Spatial culling: 98% accuracy + <5% memory
3. Prepare Phase 5 completion report
4. Coordinate final commits (5 comprehensive commits)

---

## CRITICAL PATH MONITORING

**Gap 5.4 (Temporal Snapshots) is CRITICAL BLOCKER for Wave 3 GPU Work**

**Time Budget:** 20 minutes (T+0 to T+20)
**Current Status:** Phase 1 in progress (~02:15-02:30 UTC)
**Checkpoint Due:** 02:30 UTC (Signal completion)
**Red Line:** If not complete by 02:35, Wave 3 GPU work delayed

**Monitoring Strategy:**
- ✅ At T+15 (02:30): Checkpoint 1 report due (activities.go + workflows.go)
- ✅ At T+20 (02:35): Must signal Phase 1 complete to unblock Wave 3
- ✅ At T+30 (02:45): Checkpoint 2 report (Temporal test setup complete)
- 🔴 If delayed >T+22: Adjust Wave 3 start accordingly

**Action if Delayed:**
1. At T+18 (02:33): "Gap 5.4, what's your status? ETA for Phase 1?"
2. If >5 min delay clear: Message api-performance-implementer: "Gap 5.4 delayed. Wave 3 GPU will start ~[new time]"
3. If >10 min delay clear: Investigate if blocking issue, offer support

---

## CHECKLIST FOR TEAM LEAD (PRINT THIS)

### ✅ PRE-CHECKPOINT 1 (Now - 02:30)
- [ ] Monitoring TaskList actively
- [ ] Wave 3 Readiness Brief prepared (/PHASE_5_WAVE_3_READINESS_BRIEF.md)
- [ ] Wave 2 Monitoring Dashboard open (/PHASE_5_WAVE_2_MONITORING_DASHBOARD.md)
- [ ] Ready to acknowledge 3 Checkpoint 1 messages
- [ ] Gap 5.4 critical path checked before Checkpoint 1

### ✅ AT CHECKPOINT 1 (~02:30)
- [ ] Received 3 agent messages (Gap 5.3, 5.4, 5.5)
- [ ] Read each message fully
- [ ] Verified Gap 5.4 signals "on schedule" or "ahead of schedule"
- [ ] Acknowledged each agent
- [ ] Directed all to Phase 2
- [ ] Noted any issues mentioned

### ✅ DISPATCH WINDOW (02:35-02:40)
- [ ] Received Gap 5.4 completion or "ready" signal
- [ ] Sent Wave 3 dispatch message to api-performance-implementer
- [ ] Included link to Wave 3 Readiness Brief
- [ ] Confirmed api-performance-implementer acknowledged
- [ ] Verified Wave 3 Phase 1 started

### ✅ CHECKPOINT 2 (~02:45)
- [ ] Received 3 Wave 2 agent messages (Phase 2 complete)
- [ ] Acknowledged each agent
- [ ] Directed all to Phase 3 (re-enable tests)
- [ ] Monitored Wave 3 Phase 1 progress
- [ ] Gap 5.7 on track for T+60 finish?

### ✅ CHECKPOINT 3 (~03:00)
- [ ] Received 3 Wave 2 agent messages (tests re-enabled, Phase 4 starting)
- [ ] Acknowledged each agent
- [ ] All 15 tests re-enabled across all gaps?
- [ ] Wave 3 now in Phase 2 (test setup)?

### ✅ CHECKPOINT 4 (~03:15-03:45)
- [ ] Received 3 Wave 2 agent messages: "All tests passing!"
- [ ] Received Wave 3 agent message: "GPU shaders complete!"
- [ ] Verify totals: 18 + 15 + 33 = 66+ tests
- [ ] Verify GPU speedup: 50-100x
- [ ] Prepare Phase 5 completion report
- [ ] Coordinate final commits

---

## RESOURCES AT YOUR FINGERTIPS

**Real-Time Monitoring:**
- 📊 TaskList - live task status
- 💬 Agent messages - incoming updates
- 📈 PHASE_5_WAVE_2_MONITORING_DASHBOARD.md - checkpoint protocol + detailed agent status

**Wave 3 Reference:**
- 📋 PHASE_5_WAVE_3_READINESS_BRIEF.md - ready-to-send dispatch brief
- 🏗️ PHASE_5_COMPLETE_EXECUTION_PLAN.md - full architecture for Gaps 5.6-5.8

**Status Tracking:**
- ✅ PHASE_5_WAVE_1_COMPLETION_REPORT.md - Wave 1 done, Wave 2 timeline
- 📍 This file (PHASE_5_LIVE_COMMAND_CENTER.md) - real-time coordination hub

**Support Documentation:**
- 🔧 PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md - detailed Wave 2 architecture
- 🎯 PHASE_5_GAPS_QUICK_REFERENCE.md - quick task checklists

---

## SUCCESS CRITERIA (YOUR REPORTING)

**Wave 2 Success (by 03:15-03:45 UTC):**
- ✅ 15/15 tests passing
- ✅ 5x flake-free verification complete
- ✅ Coverage ≥85% maintained
- ✅ 3 comprehensive commits created
- ✅ Ready for merge

**Wave 3 Success (by ~03:15-03:45 UTC):**
- ✅ 33+ tests passing
- ✅ GPU 50-100x speedup verified
- ✅ Spatial culling 98% accuracy achieved
- ✅ All performance targets met
- ✅ 3 comprehensive commits created
- ✅ Ready for merge

**Phase 5 Overall Success (by 03:45 UTC):**
- ✅ 66+ total tests implemented
- ✅ 85%+ coverage maintained
- ✅ 97-98/100 quality score
- ✅ All 5 gap families closed
- ✅ GPU performance targets met
- ✅ WCAG 2.1 AA accessibility verified
- ✅ Ready for Phase 6

---

## EMERGENCY PROTOCOLS

### If Agent Blocked (Any Gap):
1. **Immediate:** Read the blocker message
2. **Check:** Refer to implementation plan / code sketches
3. **Support:** Provide direct answer or additional resources
4. **Escalate:** If need external resources, ask for specifics
5. **Track:** Note blocker in this dashboard

### If Critical Path Delayed (Gap 5.4):
1. At T+18 (02:33): "Gap 5.4, what's your status?"
2. Assess delay: <5 min? ~10 min? >15 min?
3. <5 min delay: No action, continue monitoring
4. ~10 min delay: Notify api-performance-implementer of adjusted Wave 3 start
5. >15 min delay: Investigate if deeper issue, offer support resources

### If Tests Start Failing:
1. Read error messages from agent
2. Check test expectations in implementation plan
3. Check code sketches for reference implementation
4. Provide specific guidance or debug steps
5. If stuck: Escalate, may need code review

### If GPU Speedup Not Achieved (Gap 5.7):
1. Verify WebGPU device supported
2. Check shader compilation (any syntax errors?)
3. Verify benchmark test code correct
4. Check if WebGL fallback executing instead
5. May need to simplify algorithm if target unreachable

---

## FINAL NOTES

**You are the Team Lead.**
- You coordinate 8 agents across 3 waves
- You monitor the critical path (Gap 5.4 → 5.7)
- You dispatch Wave 3 upon Gap 5.4 completion
- You track 4 checkpoints across 90 minutes
- You ensure no blockers go unresolved

**What Matters:**
1. **Checkpoint 1 (02:30):** Verify Gap 5.4 on schedule
2. **Dispatch (02:35):** Send Wave 3 authorization immediately
3. **Checkpoint 2 (02:45):** Verify Phase 2 completion across all gaps
4. **Checkpoint 3 (03:00):** Verify tests enabled, Phase 4 starting
5. **Checkpoint 4 (03:15-03:45):** Verify 66+ tests passing, GPU targets met

**You've Got This.**
All agents are briefed. All support is in place. All code is ready. Just coordinate the checkpoints and dispatch Wave 3 on time.

---

**Command Center Status:** 🟢 READY
**Agents Active:** 5/5 waves
**Next Critical Event:** Checkpoint 1 (~02:30 UTC) - IMMINENT

**Go Lead the Team!** 🚀

