# TraceRTM Sprint Planning Summary

**Generated:** 2025-11-21  
**Project:** TraceRTM v0.1.0  
**Phase:** MVP Implementation  
**Sprint:** 1

---

## Overview

**Total Scope:**
- 12 Epics (8 MVP + 4 Phase 2)
- 68 User Stories (56 MVP + 12 Phase 2)
- 290 Test Cases (200 MVP + 90 Phase 2)

**Current Status:**
- Stories Completed: 2/68 (3%)
- Stories In Progress: 0/68
- Tests Passing: 11/290 (4%)
- Overall Progress: 4%

---

## Sprint 1: Project Foundation (Current)

**Goal:** Complete Epic 1 - Establish working foundation for all other epics

**Duration:** 2025-11-21 to 2025-11-28 (1 week)

**Stories:**
1. ✅ Story 1.2: Database Connection & Migration System (COMPLETE - 6 tests passing)
2. ✅ Story 1.4: Configuration Management (COMPLETE - 5 tests passing)
3. ⏳ Story 1.1: Package Installation & Environment Setup (4 tests)
4. ⏳ Story 1.3: Project Initialization Workflow (5 tests)
5. ⏳ Story 1.5: Backup & Restore Capability (6 tests)
6. ⏳ Story 1.6: Error Handling & User-Friendly Messages (7 tests)

**Progress:** 30% (2/6 stories complete, 11/37 tests passing)

**Deliverables:**
- Working database connection with pooling
- Configuration management system
- Project initialization CLI commands
- Backup/restore functionality
- Comprehensive error handling

---

## Sprint 2: Core Item Management (Planned)

**Goal:** Complete Epic 2 - Enable full CRUD operations on items

**Estimated Start:** 2025-11-29

**Stories:** 8 stories (2.1 - 2.8)
- Story 2.1: Item Creation with Type & View
- Story 2.2: Item Retrieval & Display
- Story 2.3: Item Update with Optimistic Locking
- Story 2.4: Item Deletion with Soft Delete
- Story 2.5: Item Metadata & Custom Fields
- Story 2.6: Item Hierarchy (Parent-Child Relationships)
- Story 2.7: Item Status Workflow
- Story 2.8: Bulk Item Operations

**Test Cases:** 26 tests

---

## Sprint 3: Multi-View & Linking (Planned)

**Goal:** Complete Epic 3 & 4 - Multi-view navigation and cross-view linking

**Estimated Start:** TBD

**Stories:** 13 stories (3.1 - 3.7, 4.1 - 4.6)

**Test Cases:** 50 tests

---

## Epic Breakdown

### MVP Epics (Priority Order)

| Epic | Title | Stories | Tests | Status | Priority |
|------|-------|---------|-------|--------|----------|
| Epic 1 | Project Foundation | 6 | 37 | 🚧 30% | P0 |
| Epic 2 | Core Item Management | 8 | 26 | ⏳ 0% | P0 |
| Epic 3 | Multi-View Navigation | 7 | 22 | ⏳ 0% | P0 |
| Epic 4 | Cross-View Linking | 6 | 22 | ⏳ 0% | P0 |
| Epic 5 | Agent Coordination | 8 | 24 | ⏳ 0% | P0 |
| Epic 6 | Multi-Project Management | 6 | 18 | ⏳ 0% | P1 |
| Epic 7 | History, Search & Progress | 8 | 28 | ⏳ 0% | P1 |
| Epic 8 | Import/Export | 6 | 20 | ⏳ 0% | P1 |

**MVP Total:** 56 stories, 200 tests

### Phase 2 Epics (Post-MVP)

| Epic | Title | Stories | Tests | Status | Priority |
|------|-------|---------|-------|--------|----------|
| Epic 9 | Advanced Versioning | 3 | 18 | ⏳ 0% | P1 |
| Epic 10 | Advanced Search | 3 | 32 | ⏳ 0% | P1 |
| Epic 11 | Progress Tracking | 3 | 24 | ⏳ 0% | P1 |
| Epic 12 | Advanced Import/Export | 3 | 16 | ⏳ 0% | P2 |

**Phase 2 Total:** 12 stories, 90 tests

---

## Completed Work

### Story 1.2: Database Connection ✅
- Database connection with pooling (pool_size=20, max_overflow=10)
- Health checks (dialect-aware for PostgreSQL/SQLite)
- Migration support (create/drop tables)
- 6/6 tests passing

### Story 1.4: Configuration Management ✅
- Pydantic schemas with validation
- Configuration hierarchy (CLI > env > project > global)
- YAML-based config files
- Project-specific configuration
- 5/5 tests passing

### Infrastructure ✅
- 5 SQLAlchemy models (Project, Item, Link, Event, Agent)
- JSONType adapter (JSONB for PostgreSQL, JSON for SQLite)
- CLI framework (Typer + Rich)
- Test infrastructure (pytest + fixtures + factories)

---

## Risks & Mitigation

| Risk | Impact | Mitigation | Status |
|------|--------|------------|--------|
| Database migration complexity | HIGH | Alembic setup complete, tested | ✅ MITIGATED |
| Optimistic locking implementation | HIGH | Design complete, version field ready | 📋 PLANNED |
| Agent coordination at scale | HIGH | Connection pooling, test cases designed | 📋 PLANNED |
| Full-text search performance | MEDIUM | PostgreSQL full-text search, indexes | 📋 PLANNED |

---

## Blockers

**Current:** None

---

## Next Actions

1. **Complete Story 1.1** - Package Installation (4 tests)
2. **Complete Story 1.3** - Project Initialization (5 tests)
3. **Complete Story 1.5** - Backup & Restore (6 tests)
4. **Complete Story 1.6** - Error Handling (7 tests)
5. **Sprint 1 Review** - Verify all 37 Epic 1 tests passing
6. **Plan Sprint 2** - Epic 2 implementation

---

## Resources

**Documentation:**
- `docs/test-design-epic-1.md` - Complete test design for Epic 1
- `docs/test-design-epic-2.md` - Complete test design for Epic 2
- `docs/test-design-phase-2.md` - Complete test design for Phase 2
- `docs/complete-traceability-matrix.md` - Full FR → Story → Test Case mapping
- `docs/sprint-artifacts/sprint-status.yaml` - This sprint status (machine-readable)

**Test Execution:**
```bash
# Run all tests
pytest tests/ -v

# Run Epic 1 tests only
pytest tests/ -k "epic1 or story1" -v

# Run with coverage
pytest tests/ --cov=tracertm --cov-report=html
```

---

**Status:** Sprint 1 in progress (30% complete)  
**Next Update:** 2025-11-22  
**Sprint End:** 2025-11-28
