# Phase 5.3-5.5 LIVE EXECUTION TRACKER

**Execution Start:** 2026-02-06 02:15 UTC
**Status:** 🟢 PHASE 1 ACTIVE
**Expected Completion:** T+60-90 minutes

---

## REAL-TIME STATUS

### Gap 5.3: Frontend Integration Tests (8 tests)
**Agent:** integration-tests-architect
**Task ID:** #6, #9
**Status:** 🟢 PHASE 1 EXECUTING

**Current Step:** Adding MSW handlers to handlers.ts
- GET `/api/v1/reports/templates` ✓
- GET `/api/v1/search?q=...` ✓
- POST `/api/v1/reports/export` ✓

**Next:** Extend test data in data.ts (mockReports, mockItems)

**Checkpoint 1 ETA:** ~15 min

---

### Gap 5.4: Temporal Snapshot Workflow (1 test)
**Agent:** general-purpose
**Task ID:** #7, #10
**Status:** 🟡 STARTING

**Current Step:** Creating activities.go
- QuerySnapshot activity
- CreateSnapshot activity
- UploadSnapshot activity

**Next:** Create workflows.go with retry policies

**Checkpoint 1 ETA:** ~15 min

---

### Gap 5.5: E2E Accessibility Tests (6 tests)
**Agent:** general-purpose
**Task ID:** #8, #11
**Status:** 🟡 STARTING

**Current Step:** Creating tableTestItems in testData.ts
- 7+ items with varied types/status/priority
- Ensure WCAG compliant structure

**Next:** Add handlers in api-mocks.ts

**Checkpoint 1 ETA:** ~15 min

---

## CHECKPOINT TIMELINE

### ✅ Checkpoint 0: Execution Start
**Time:** 02:15 UTC
**Status:** All 3 agents confirmed ready
**Result:** PASS

---

### 🔔 Checkpoint 1: Phase 1 Complete (T+15 min)
**Expected Time:** 02:30 UTC
**Gap 5.3:** Handlers + data ready (handlers.ts, data.ts updated)
**Gap 5.4:** Activities created (activities.go complete)
**Gap 5.5:** Test items + handlers ready (testData.ts, api-mocks.ts updated)

**Validation:**
- [ ] Gap 5.3: Compile check `bun run build` passes
- [ ] Gap 5.4: `go build ./internal/...` passes
- [ ] Gap 5.5: Compile check `bun run build` passes

**Next Action:** Move to Phase 2

---

### 🔔 Checkpoint 2: Phase 2 Complete (T+30 min)
**Expected Time:** 02:45 UTC
**Gap 5.3:** Global cleanup added (setup.ts afterEach hooks)
**Gap 5.4:** Workflows created with retry logic (workflows.go complete)
**Gap 5.5:** Fixtures set up (table-accessibility.a11y.spec.ts imports)

**Validation:**
- [ ] Gap 5.3: `bun run test app-integration.test.tsx` runs without errors
- [ ] Gap 5.4: `go test ./internal/workflows -v` passes
- [ ] Gap 5.5: `bun run test table-accessibility.a11y.spec.ts` compiles

**Next Action:** Move to Phase 3 (enable tests)

---

### 🔔 Checkpoint 3: Phase 3 Complete (T+45 min)
**Expected Time:** 03:00 UTC
**Gap 5.3:** All 8 tests re-enabled and passing individually
**Gap 5.4:** Test integrated and passing (test_minio_snapshots.py)
**Gap 5.5:** All 6 tests re-enabled and passing individually

**Validation:**
- [ ] Gap 5.3: `bun run test app-integration.test.tsx` → 8/8 PASS
- [ ] Gap 5.4: `pytest test_minio_snapshots.py -v` → 1/1 PASS
- [ ] Gap 5.5: `bun run test table-accessibility.a11y.spec.ts` → 6/6 PASS

**Next Action:** Move to Phase 4 (flake verification + coverage)

---

### 🔔 Checkpoint 4: Phase 4 Complete (T+60-90 min)
**Expected Time:** 03:45 UTC (or 04:15 UTC if slower)
**Gap 5.3:** 8 tests passing 5x without flakes, ≥85% coverage
**Gap 5.4:** 1 test passing consistently, MinIO upload verified
**Gap 5.5:** 6 tests passing 5x without flakes, WCAG 2.1 AA verified

**Validation:**
- [ ] Gap 5.3: `for i in {1..5}; do bun run test app-integration.test.tsx || exit 1; done` → All pass
- [ ] Gap 5.3: `bun run test:coverage app-integration.test.tsx` → ≥85%
- [ ] Gap 5.4: MinIO upload verified in test output
- [ ] Gap 5.5: `for i in {1..5}; do bun run test table-accessibility.a11y.spec.ts || exit 1; done` → All pass
- [ ] Gap 5.5: `jest-axe` validation passing

**Final Action:** Create commits and signal completion

---

## AGENT INSTRUCTIONS

### For Gap 5.3 Agent (integration-tests-architect)

**Phase 1 (T+0 to T+15):**
1. Update `frontend/apps/web/src/__tests__/mocks/handlers.ts`
   - Add GET `/api/v1/reports/templates` → mockReports
   - Add GET `/api/v1/search?q=...` → filtered mockItems
   - Add POST `/api/v1/reports/export` → { success: true }
2. Update `frontend/apps/web/src/__tests__/mocks/data.ts`
   - Add mockReports array (5+ reports)
   - Extend mockItems (10+ items with varied types)
3. Validate: `bun run build` completes without errors

**Report at Checkpoint 1:** "Gap 5.3 Phase 1 complete - handlers & data ready"

**Phase 2 (T+15 to T+30):**
1. Update `frontend/apps/web/src/__tests__/setup.ts`
   - Add global `afterEach()` hook to clear app state
   - Reset localStorage, IndexedDB
2. Create `frontend/apps/web/src/__tests__/utils/async-test-helpers.ts`
   - `waitForAsync()` - wait for Promise queue
   - `waitForNetwork()` - mock network requests
3. Validate: `bun run test app-integration.test.tsx` compiles

**Report at Checkpoint 2:** "Gap 5.3 Phase 2 complete - cleanup & helpers ready"

**Phase 3 (T+30 to T+45):**
1. Open `frontend/apps/web/src/__tests__/integration/app-integration.test.tsx`
2. Remove all `.skip()` directives (8 tests total)
3. Import async helpers from utils
4. Run: `bun run test app-integration.test.tsx`
5. Fix any failures (use code sketches from master plan)

**Report at Checkpoint 3:** "Gap 5.3 Phase 3 complete - 8/8 tests passing"

**Phase 4 (T+45 to T+60-90):**
1. Run flake test: `for i in {1..5}; do bun run test app-integration.test.tsx || exit 1; done`
2. Run coverage: `bun run test:coverage app-integration.test.tsx`
3. Verify: ≥85% coverage
4. Create commit with message: "feat: re-enable Gap 5.3 frontend integration tests (8/8 passing)"

**Report at Checkpoint 4:** "Gap 5.3 Phase 4 complete - 8/8 tests passing 5x, coverage ≥85%"

---

### For Gap 5.4 Agent (general-purpose)

**Phase 1 (T+0 to T+15):**
1. Create `backend/internal/workflows/activities.go` (150 lines)
   - QuerySnapshot(ctx, sessionID) → snapshot metadata
   - CreateSnapshot(ctx, sessionID, data) → snapshot ID
   - UploadSnapshot(ctx, snapshotID, tarPath) → S3 key
2. Validate: `go build ./internal/workflows` passes

**Report at Checkpoint 1:** "Gap 5.4 Phase 1 complete - activities ready"

**Phase 2 (T+15 to T+30):**
1. Create `backend/internal/workflows/workflows.go` (100 lines)
   - SnapshotWorkflow(ctx, sessionID) with retry policies
   - RetryPolicy: exponential backoff 1s-30s, max 3 attempts
2. Validate: `go test ./internal/workflows -v` runs

**Report at Checkpoint 2:** "Gap 5.4 Phase 2 complete - workflows ready"

**Phase 3 (T+30 to T+45):**
1. Update `backend/tests/integration/test_minio_snapshots.py:400`
2. Remove `@pytest.mark.skip` decorator
3. Implement test body:
   - Create session
   - Publish checkpoint event
   - Verify MinIO S3 upload
   - Check metadata updated
4. Run: `pytest backend/tests/integration/test_minio_snapshots.py -v`

**Report at Checkpoint 3:** "Gap 5.4 Phase 3 complete - 1/1 test passing"

**Phase 4 (T+45 to T+60-90):**
1. Run test 5x: `for i in {1..5}; do pytest test_minio_snapshots.py -v || exit 1; done`
2. Verify MinIO upload in output
3. Create commit: "feat: implement Gap 5.4 temporal snapshot workflow (1/1 passing)"

**Report at Checkpoint 4:** "Gap 5.4 Phase 4 complete - 1/1 test passing 5x, MinIO verified"

---

### For Gap 5.5 Agent (general-purpose)

**Phase 1 (T+0 to T+15):**
1. Update `frontend/apps/web/src/__tests__/mocks/testData.ts`
   - Create tableTestItems array (7+ items)
   - Include varied: types (requirement, feature, etc.), status (open, done), priority (high, low)
   - Ensure WCAG-compliant structure
2. Update `frontend/apps/web/src/__tests__/mocks/api-mocks.ts`
   - Add GET `/api/v1/items?projectId=...` → tableTestItems
3. Validate: `bun run build` passes

**Report at Checkpoint 1:** "Gap 5.5 Phase 1 complete - test data & handlers ready"

**Phase 2 (T+15 to T+30):**
1. Update test fixture setup in `frontend/apps/web/e2e/table-accessibility.a11y.spec.ts`
2. Add imports for new handlers and test data
3. Validate: `bun run test table-accessibility.a11y.spec.ts` compiles

**Report at Checkpoint 2:** "Gap 5.5 Phase 2 complete - fixtures ready"

**Phase 3 (T+30 to T+45):**
1. Open `frontend/apps/web/e2e/table-accessibility.a11y.spec.ts`
2. Remove all `.skip()` directives (6 tests total)
3. Run: `bun run test table-accessibility.a11y.spec.ts`
4. Fix any failures using jest-axe utilities

**Report at Checkpoint 3:** "Gap 5.5 Phase 3 complete - 6/6 tests passing"

**Phase 4 (T+45 to T+60-90):**
1. Run flake test: `for i in {1..5}; do bun run test table-accessibility.a11y.spec.ts || exit 1; done`
2. Verify WCAG 2.1 AA compliance (jest-axe checks)
3. Create commit: "feat: re-enable Gap 5.5 E2E accessibility tests (6/6 passing)"

**Report at Checkpoint 4:** "Gap 5.5 Phase 4 complete - 6/6 tests passing 5x, WCAG 2.1 AA verified"

---

## SUPPORT CONTACTS

**For Code Issues:** Reference `/docs/reports/PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md` (lines 423-651 for code sketches)

**For Blocking Issues:** Report at checkpoint, include:
- Gap number
- Phase and step
- Error message
- Attempted fixes

**For Test Failures:** Check:
1. Test fixtures loaded correctly
2. Mock handlers registered
3. Async operations awaited
4. Database state cleaned up

---

## SUCCESS CRITERIA

**Phase 1 Success:**
- ✅ All code compiles
- ✅ No build errors
- ✅ Ready for Phase 2

**Phase 2 Success:**
- ✅ All utilities/helpers in place
- ✅ Test files compile
- ✅ Fixtures imported

**Phase 3 Success:**
- ✅ All 15 tests enabled (8 + 1 + 6)
- ✅ All passing individually
- ✅ Ready for flake testing

**Phase 4 Success:**
- ✅ 15/15 tests pass 5x without flakes
- ✅ Coverage ≥85% (5.3 + 5.5)
- ✅ MinIO verified (5.4)
- ✅ WCAG 2.1 AA verified (5.5)
- ✅ 3 commits ready to merge

---

## NEXT STEPS

**Checkpoint 1 (T+15 min):**
- All 3 agents report Phase 1 complete
- Team lead verifies: `git status` shows expected files modified
- Move to Phase 2

**Checkpoint 2 (T+30 min):**
- All 3 agents report Phase 2 complete
- Team lead verifies: `bun run build` and `go build` both pass
- Move to Phase 3

**Checkpoint 3 (T+45 min):**
- All 3 agents report Phase 3 complete
- Team lead runs all tests: `bun run test:e2e` and `pytest backend/tests/...`
- Verify: 15/15 passing
- Move to Phase 4

**Checkpoint 4 (T+60-90 min):**
- All 3 agents report Phase 4 complete
- Team lead creates final summary
- Merge all commits to main

---

**EXECUTION START:** 🟢 Go!
**Status:** All agents ready, checkpoints established
**Timeline:** 60-90 minutes to completion
