# Backend & CLI Verification - Quick Reference

**Date:** 2025-11-29
**Status:** 85% Complete - 25 endpoints offline, quick fixes available

---

## TL;DR

### What Works
- ✅ All 7 backend handlers exist and are implemented
- ✅ All 17 backend services exist and are implemented
- ✅ All 73 CLI commands exist and are registered
- ✅ 39/64 API endpoints are active and working

### What's Broken
- ❌ Search routes (9 endpoints) - commented out, need initialization
- ❌ Coordination routes (16 endpoints) - not registered in server.go
- ❌ GORM/pgxpool mismatch in coordination handler
- ❌ Graph tests won't compile (duplicate declarations)
- ❌ Events tests failing (UUID format errors)
- ❌ CLI test config issue (pytest-cov)

### Quick Fix Available
- 🔧 1 hour of work enables all 64 endpoints (100% coverage)
- 🔧 See QUICK_FIXES.md for step-by-step instructions

---

## Documents Created

### 📊 STATUS_DASHBOARD.md
**Purpose:** Visual overview with progress bars
**When to read:** Quick status check, executive summary
**Key info:** Visual progress, metrics, quick wins

### 📝 VERIFICATION_REPORT.md
**Purpose:** Comprehensive technical analysis
**When to read:** Need detailed breakdown of every component
**Key info:** Complete handler/service inventory, test results, file-by-file status

### 🔧 QUICK_FIXES.md
**Purpose:** Step-by-step fix instructions
**When to read:** Ready to fix P0 issues NOW
**Key info:** Exact code changes needed, file locations, verification steps

### 📋 COMPLETENESS_SUMMARY.md
**Purpose:** Component inventory and gaps
**When to read:** Understanding what exists vs what's registered
**Key info:** Endpoint lists, CLI commands, coverage breakdown

---

## Critical Numbers

| Metric | Value | Target | Gap |
|--------|-------|--------|-----|
| Handlers | 7/7 (100%) | 7 | 0 ✅ |
| Services | 17/17 (100%) | 17 | 0 ✅ |
| Routes | 39/64 (61%) | 64 | 25 ❌ |
| CLI Commands | 73/73 (100%) | 73 | 0 ✅ |
| Test Coverage | ~40% | 80% | 40% ⚠️ |

---

## Priority Actions

### P0 - Today (1 hour)
1. Enable search routes → +9 endpoints
2. Register coordination routes → +16 endpoints
3. **Result:** 64/64 endpoints active (100%)

### P1 - This Week (1-2 days)
1. Migrate coordination handler to pgxpool
2. Fix graph test compilation errors
3. Fix events test failures
4. **Result:** Clean architecture, passing tests

### P2 - This Sprint (3-4 days)
1. Fix CLI test configuration
2. Increase test coverage to 80%
3. **Result:** Production-ready quality

---

## File Locations

### Reports (This Directory)
```
/Users/kooshapari/temp-PRODVERCEL/485/kush/trace/
├── STATUS_DASHBOARD.md          # Visual overview
├── VERIFICATION_REPORT.md       # Detailed analysis
├── QUICK_FIXES.md               # Fix instructions
├── COMPLETENESS_SUMMARY.md      # Component inventory
└── VERIFICATION_README.md       # This file
```

### Backend Files Needing Changes
```
backend/
├── main.go                                       # Add search init (P0)
├── internal/server/server.go                      # Enable routes (P0)
├── internal/handlers/coordination_handler.go      # GORM→pgxpool (P1)
├── internal/graph/graph_test.go                   # Fix tests (P1)
└── internal/events/store_test.go                  # Fix UUIDs (P1)
```

### CLI Files Needing Changes
```
cli/
├── tests/pytest.ini              # Fix config (P2)
└── tests/test_integration.py     # Fix import (P2)
```

---

## API Endpoints Summary

### Active (39)
- Projects: 5 endpoints ✅
- Items: 5 endpoints ✅
- Links: 5 endpoints ✅
- Agents: 13 endpoints ✅
- Graph: 11 endpoints ✅

### Offline (25)
- Search: 9 endpoints ❌ (handler exists, routes commented)
- Coordination: 16 endpoints ❌ (handler exists, routes not registered)

---

## CLI Commands Summary

All 73 commands across 9 groups are implemented and registered:

- project: 4 commands ✅
- item: 4 commands ✅
- link: 6 commands ✅
- agent: 10 commands ✅
- search: 8 commands ✅
- graph: 13 commands ✅
- view: 18 commands ✅
- batch: 5 commands ✅
- sync: 5 commands ✅

---

## Test Status

### Backend
- ✅ embeddings: 21.4% coverage, passing
- ❌ graph: compilation errors (duplicate tests)
- ❌ events: 5/5 tests failing (UUID format)
- ⚠️ handlers: partial coverage (~60%)
- ⚠️ search: partial coverage (~20%)

### CLI
- ⚠️ Cannot measure coverage (pytest config issue)
- ✅ Tests exist for all major groups
- ❌ Integration tests have import error

---

## Architecture Issues

### Critical
1. **GORM/pgxpool mismatch**
   - Coordination handler uses GORM
   - Rest of project uses pgxpool
   - Must migrate for consistency

### Test Failures
1. **Graph tests:** Duplicate function declarations across 3 files
2. **Events tests:** Invalid UUID format "test-{uuid}"
3. **CLI tests:** pytest-cov configuration conflict

---

## Recommended Next Steps

### Option A: Quick Deploy (1 hour)
1. Apply QUICK_FIXES.md
2. Deploy to staging
3. Test all 64 endpoints
4. Plan P1 fixes for next week

### Option B: Proper Fix (1-2 days)
1. Apply quick fixes
2. Migrate coordination to pgxpool
3. Fix all test errors
4. Deploy to production

**Recommendation:** Option A (quick deploy), then Option B in parallel

---

## Verification Commands

```bash
# Backend - check routes registered
cd backend
grep "api\." internal/server/server.go | grep -v "//" | wc -l
# Should show 64 after fixes

# Backend - test endpoint
curl http://localhost:8080/health
curl -X POST http://localhost:8080/api/v1/search -d '{"query":"test"}'

# CLI - check commands
trace --help
trace search --help
trace agent --help

# Tests
cd backend && go test ./... -v
cd cli && pytest tests/ --override-ini="addopts=" -v
```

---

## Decision Points

### Can I deploy now?
⚠️ **Not recommended** - 39% of features offline (search + coordination)

### Should I apply quick fixes?
✅ **Yes** - Gets you to 100% endpoint coverage in 1 hour

### Do I need the proper migration?
✅ **Yes** - For production, clean architecture is critical

### What's the timeline?
- Quick fix: 1 hour (today)
- Proper fix: 1-2 days (this week)
- Full quality: 1-2 weeks (this sprint)

---

## Questions?

- **What's broken?** See VERIFICATION_REPORT.md section 3
- **How to fix?** See QUICK_FIXES.md
- **What exists?** See COMPLETENESS_SUMMARY.md
- **Quick status?** See STATUS_DASHBOARD.md
- **Coverage details?** See VERIFICATION_REPORT.md section 1.4

---

## Contact

For questions about this verification:
- Review the detailed reports in this directory
- Check QUICK_FIXES.md for step-by-step instructions
- See VERIFICATION_REPORT.md for complete technical details

---

**Generated:** 2025-11-29 by Claude Code Agent
**Repository:** /Users/kooshapari/temp-PRODVERCEL/485/kush/trace
