# Phase 5: Live Checkpoint Monitor
**Status:** ACTIVE MONITORING (T+15-T+20 Window)
**Time:** 2026-02-06 02:30 UTC
**Window:** Checkpoint 1 Reports Arriving Now

---

## CHECKPOINT 1 STATUS (T+15) - IN PROGRESS

### Expected Reports (3 Incoming)

**Gap 5.3 - Frontend Integration Tests (integration-tests-architect)**
- Status Request Sent: ✅
- Expected: handlers.ts + data.ts + compilation pass
- Phase 1 Target: 10-15 min (COMPLETE)
- Report Received: ⏳ AWAITING
- Action When Received: Validate compilation, approve Phase 2

**Gap 5.4 - Temporal Snapshots (general-purpose) ⚠️ CRITICAL PATH**
- Status Request Sent: ✅
- Expected: activities.go + workflows.go + compilation pass
- Phase 1 Target: 10-15 min (COMPLETE)
- Report Received: ⏳ AWAITING
- **GATE FOR WAVE 3:** Must complete by T+20 to trigger Wave 3
- Action When Received: Validate compilation, **SIGNAL Wave 3 trigger if passed**

**Gap 5.5 - E2E Accessibility (general-purpose)**
- Status Request Sent: ✅
- Expected: tableTestItems + api-mocks handlers + compilation pass
- Phase 1 Target: 10-15 min (COMPLETE)
- Report Received: ⏳ AWAITING
- Action When Received: Validate compilation, approve Phase 2

---

## TIMELINE MILESTONES

| Time | Milestone | Action | Status |
|------|-----------|--------|--------|
| T+15 (02:30) | Checkpoint 1 Reports | Receive 3 reports | 🟡 IN PROGRESS |
| T+15-18 | Validate Compilation | `bun build`, `go build` | 🟡 READY TO EXECUTE |
| T+18-20 | Approve Phase 2 | Send 3 acknowledgments | 📋 STAGED |
| T+20 (02:35) | **WAVE 3 GATE** | Deploy if Gap 5.4 passes | 📋 STAGED |
| T+20-30 | Wave 3 Phase 1 | Gap 5.6/5.7/5.8 start | 📋 READY |
| T+30 | Checkpoint 2 | Phase 2 reports | 📋 STAGED |

---

## VALIDATION COMMANDS (Ready to Execute)

**When Gap 5.3 Report Arrives:**
```bash
cd frontend/apps/web
bun build  # Must show 0 errors
grep -c "describe.*search\|describe.*export\|describe.*templates" src/__tests__/mocks/handlers.ts  # Should be >0
```

**When Gap 5.4 Report Arrives (CRITICAL):**
```bash
go build ./backend/internal/temporal  # Must show 0 errors
grep -c "func.*QuerySnapshot\|func.*CreateSnapshot\|func.*UploadSnapshot" backend/internal/temporal/activities.go  # Should be 3
grep -c "func.*SnapshotWorkflow" backend/internal/temporal/workflows.go  # Should be 1
```

**When Gap 5.5 Report Arrives:**
```bash
cd frontend/apps/web
bun build  # Must show 0 errors
grep -c "tableTestItems\|const.*=.*\[" e2e/fixtures/testData.ts | head -1  # Should find array
```

---

## RESPONSE TEMPLATES

### When All 3 Reports Good
```markdown
✅ **CHECKPOINT 1 ACKNOWLEDGED - All Gaps Phase 1 Complete**

**Validation Results:**
- Gap 5.3: handlers.ts + data.ts compiled ✓
- Gap 5.4: activities.go + workflows.go compiled ✓ (CRITICAL: Gate passed)
- Gap 5.5: tableTestItems + handlers compiled ✓

**Next Phase:** All 3 gaps proceed to Phase 2
- Phase 2 Target: T+30 (cleanup, test setup, service wiring)
- Checkpoint 2 at T+30

**Wave 3 Trigger Prepared:** Awaiting Gap 5.4 completion signal at T+20
```

### When Gap 5.4 Report is Late/Blocked
```markdown
⚠️ **CRITICAL PATH ALERT: Gap 5.4 Status Unknown**

Gap 5.4 (Temporal Snapshots) is required for Wave 3 trigger at T+20.

Current time: [TIME]
Gap 5.4 Phase 1 target: T+15 (MISSED)

**Actions:**
1. Escalating to general-purpose agent for blocker status
2. Have support resources ready (code sketches lines 511-621)
3. If blocked on activities.go creation, will provide direct reference
4. Timeline impact: Each 5-min delay = 5-min Wave 3 delay
```

---

## MONITORING SCHEDULE

**T+15-16:** Check for incoming reports
- [ ] Gap 5.3 report arrived?
- [ ] Gap 5.4 report arrived?
- [ ] Gap 5.5 report arrived?

**T+16-18:** Validate compilation
- [ ] `bun build` passes (0 errors)
- [ ] `go build ./backend/internal/temporal` passes (0 errors)
- [ ] Files exist and match expected structure

**T+18-20:** Approve Phase 2
- [ ] Send 3 checkpoint acknowledgments
- [ ] Direct all 3 gaps to Phase 2 (cleanup, test setup, service wiring)
- [ ] Update master status: "Wave 2 Phase 2 Starting"

**T+20:** Wave 3 Gate
- [ ] Gap 5.4 completion signal received?
  - YES → Deploy Wave 3 immediately (Tasks #20, #21, #22)
  - NO → Escalate blocker, assess timeline impact

---

## RESOURCE QUICK REFERENCE

**Code Sketches (if blockers):**
- Gap 5.3: PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md lines 423-509
- Gap 5.4: PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md lines 511-621
- Gap 5.5: PHASE_5_3_5_5_IMPLEMENTATION_PLAN.md lines 623-741

**Master Control Center:**
`PHASE_5_MASTER_CONTROL_CENTER.md`

**Wave 3 Deployment Brief (when triggered):**
`PHASE_5_WAVE_3_LAUNCH_PACKAGE.md`

---

## STATUS

**Current:** Awaiting Checkpoint 1 reports (T+15)
**Next:** Validate + approve Phase 2 (T+16-20)
**Critical:** Gap 5.4 gate for Wave 3 deployment (T+20)

**Monitor:** Watch for incoming messages from:
- integration-tests-architect (Gap 5.3)
- general-purpose (Gap 5.4 + 5.5)
