---
docType: review
layer: project
reviewType: tasks
slice: prompt-only-pipeline-executor
project: squadron
verdict: PASS
sourceDocument: project-documents/user/tasks/153-tasks.prompt-only-pipeline-executor.md
aiModel: xiaomi/mimo-v2-omni
status: complete
dateCreated: 20260403
dateUpdated: 20260403
findings:
  - id: F001
    severity: pass
    category: requirements
    summary: "All success criteria are covered"
  - id: F002
    severity: pass
    category: structure
    summary: "Tasks are properly sequenced and scoped"
  - id: F003
    severity: pass
    category: scope
    summary: "No scope creep or over/under-granularity"
  - id: F004
    severity: pass
    category: checkpointing
    summary: "Commit checkpoints are properly distributed"
---

# Review: tasks — slice 153

**Verdict:** PASS
**Model:** xiaomi/mimo-v2-omni

## Findings

### [PASS] All success criteria are covered

All seven success criteria from the slice design (SC1-7) map directly to tasks:
- SC1 (JSON output for first step): T1-T6 (data models, renderer), T9-T10 (CLI)
- SC2 (step completion): T7-T8 (StateManager method), T11-T12 (CLI flag)
- SC3 (next step retrieval): T9-T10 (CLI flags)
- SC4 (completion status): T9-T10 (CLI flags)
- SC5 (compact step resolution): T3-T4 (compact builder), T6 (renderer test)
- SC6 (slash command integration): T14-T15 (slash command rewrite)
- SC7 (review action flags): T3-T4 (review builder), T6 (renderer test)

### [PASS] Tasks are properly sequenced and scoped

Tasks follow dependency order: data models → builders → renderer → StateManager → CLI → integration → slash command → verification. Each task is independently completable with clear success criteria. Test tasks immediately follow their implementation tasks (T2 after T1, T4 after T3, etc.).

### [PASS] No scope creep or over/under-granularity

All tasks trace to success criteria. No extraneous tasks exist. Task granularity is appropriate:
- Implementation tasks (T1, T3, T5, T7, T9, T11) are focused single-responsibility units
- Test tasks (T2, T4, T6, T8, T10, T12) directly validate their preceding implementation
- Integration and verification tasks (T13, T16, T17) appropriately cover cross-cutting concerns

### [PASS] Commit checkpoints are properly distributed

Commits are placed after each feature unit (T1, T3, T5, T7, T9, T11, T13, T14, T16) rather than batched at the end, enabling incremental validation and rollback points.
