\section{Selected for Sprint}
\begin{longtable}{|r|c|p{7cm}||r|r|} \hline
\textbf{Prio} & \textbf{Chap} & \textbf{Requirement Id} & \textbf{EfE} & \textbf{Sum} \\ \hline\endhead
10.00 & \ref{TestIntegration} & \nameref{TestIntegration} & 13 & 13 \\ \hline
4.12 & \ref{DocManPage} & \nameref{DocManPage} & 5 & 18 \\ \hline
\end{longtable}\section{Assigned}
\begin{longtable}{|r|c|p{6.5cm}||r|l|l|} \hline
\textbf{Prio} & \textbf{Chap} & \textbf{Requirement Id} & \textbf{EfE} & \textbf{Person} & \textbf{Date} \\ \hline\endhead
10.00 & \ref{Output} & \nameref{Output} & 21 & Florath & 2011-04-12 \\ \hline
\end{longtable}\section{Backlog}
\begin{longtable}{|r|c|p{7cm}||r|r|} \hline
\textbf{Prio} & \textbf{Chap} & \textbf{Requirement Id} & \textbf{EfE} & \textbf{Sum} \\ \hline\endhead
10.00 & \ref{Processing} & \nameref{Processing} & 21 & 21 \\ \hline
\end{longtable}\section{Requirements Elaboration List}
\begin{longtable}{|r|c|p{7cm}||r|r|} \hline
\textbf{Prio} & \textbf{Chap} & \textbf{Requirement Id} & \textbf{EfE} & \textbf{Sum} \\ \hline\endhead
10.00 & \ref{rmtoo} & \nameref{rmtoo} & 5 & 5 \\ \hline
10.00 & \ref{Testing} & \nameref{Testing} & 3 & 8 \\ \hline
10.00 & \ref{TestUnit} & \nameref{TestUnit} & 13 & 21 \\ \hline
10.00 & \ref{Input} & \nameref{Input} & 8 & 29 \\ \hline
9.00 & \ref{Simplicity} & \nameref{Simplicity} & 21 & 50 \\ \hline
5.50 & \ref{Documentation} & \nameref{Documentation} & 3 & 53 \\ \hline
3.00 & \ref{AutomaticGeneration} & \nameref{AutomaticGeneration} & 3 & 56 \\ \hline
\end{longtable}\section{Finished}
{\small \begin{longtable}{|c|p{5.5cm}||r|l|l|r|r|} \hline
\textbf{Chap} & \textbf{Requirement Id} & \textbf{EfE} & \textbf{Person} & \textbf{Date} & \textbf{Time} & \textbf{Rel} \\ \hline\endhead
\ref{DocSlides} & \nameref{DocSlides} & 13 & Florath & 2011-04-18 & 21 & 0.62 \\ \hline
\ref{Analytics} & \nameref{Analytics} & 5 & Florath & 2011-04-18 & 4 & 1.25 \\ \hline
\end{longtable}}\section{Statistics}
\begin{longtable}{rrl}
Start date & 2011-04-01 & \\ 
Not done & 39 & EfE units \\ 
Assigned & 21 & EfE units \\ 
Finished & 18 & EfE units \\ 
Finished (duration given) & 18 & EfE units \\ 
 & 25 & hours \\ 
Relation & 0.72 & EfE units / hour \\ 
Estimated Not done & 54.17 & hours \\ 
Estimated End date & 2011-07-31 & \\ 
\end{longtable}