# S07 Roadmap Assessment

**Verdict: Roadmap unchanged.**

## Rationale

S07 delivered the complete 5-stage LangGraph pipeline (Analyze → Assess → Generate → Validate → Decide) with PipelineContext DI, partial-result error handling, and 62 pipeline tests. No blockers discovered, no new risks surfaced.

The remaining slices (S08–S10) still form a correct dependency chain:

- **S08 (Output And Safety):** Pipeline output models exist; S08 formats them for display/export and adds safety guardrails. Covers OUT-01, OUT-02, SAFE-01, SAFE-02.
- **S09 (CLI Integration):** Wires all capabilities into Typer CLI. No scope change needed.
- **S10 (Infrastructure and Packaging):** Terraform + Docker + e2e. Correct as final slice. Covers INFRA-01, INFRA-02.

## Requirement Coverage

All 6 active requirements have owning slices:

| Requirement | Owner |
|---|---|
| OUT-01 (Rich terminal display) | S08 |
| OUT-02 (JSON export) | S08 |
| SAFE-01 (suggest-only mode) | S08 |
| SAFE-02 (cost tracking) | S08 |
| INFRA-01 (Terraform test env) | S10 |
| INFRA-02 (Docker packaging) | S10 |

## Success Criteria Coverage

No success criteria defined in roadmap — check passes vacuously.

---
*Assessed: 2026-03-11 after S07 completion*
