# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-01-04)

**Core value:** Complete workflow management from the terminal with a local-first editing experience. The full suite of workflow, execution, project, user, and member management commands working seamlessly together.
**Current focus:** Milestone complete — all 7 phases finished

## Current Position

Phase: 7 of 7 (Quality & Testing)
Plan: 1 of 1 in current phase
Status: Milestone complete
Last activity: 2026-01-05 — Completed 07-01-PLAN.md

Progress: ██████████████ 100% (18 of 18 plans complete)

## Performance Metrics

**Velocity:**
- Total plans completed: 18
- Average duration: 25 min
- Total execution time: 452 min (7.5 hours)

**By Phase:**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| 1     | 2     | 30 min | 15 min  |
| 2     | 2     | 16 min | 8 min   |
| 3     | 4     | 234 min | 59 min  |
| 4     | 3     | 55 min | 18 min  |
| 5     | 3     | 32 min | 11 min  |
| 6     | 3     | 43 min | 14 min  |
| 7     | 1     | 42 min | 42 min  |

**Recent Trend:**
- Last 5 plans: 13min, 8min, 3min, 32min, 42min
- Trend: All phases complete, milestone finished

## Accumulated Context

### Decisions

Decisions are logged in PROJECT.md Key Decisions table.
Recent decisions affecting current work:

| Phase | Decision | Rationale |
|-------|----------|-----------|
| 1     | Typer over Click | Modern type-hint driven CLI framework (cleaner syntax) |
| 1     | Pydantic BaseSettings | Type-safe configuration with validation |
| 1     | src layout | Industry standard project structure for 2026 |
| 1     | httpx dependency | Modern, async-ready for Phase 2 API client |
| 1     | Ruff only (no Black/isort/Flake8) | Single tool for all linting/formatting (10-100x faster) |
| 1     | PEP 735 dependency-groups | Modern uv standard instead of optional-dependencies |
| 1     | 80% coverage minimum | Starting point, will raise as codebase grows |
| 1     | Lenient mypy | Start with disallow_untyped_defs=false, tighten later |
| 2     | typing.Self for __enter__ | Python 3.12 feature for better type safety |
| 2     | Exponential backoff retry | 2s/4s/8s (max 10s), 3 attempts, on HTTPError/ConnectionError |
| 2     | Hub-and-spoke pattern | APIClient is hub, resources are spokes |
| 2     | Pydantic v2 ConfigDict populate_by_name | Accept both camelCase (API) and snake_case (Python) field names |
| 2     | pytest-httpx for mocking | Simpler API, better pytest integration than respx |
| 2     | Optional User name fields | Not all users have first_name/last_name set |
| 3     | ServerError in retry logic | Include ServerError in all retry decorators for 5xx handling |
| 3     | PATCH for activate/deactivate | Partial updates use PATCH not PUT |
| 3     | find_by_name exact matching | Case-sensitive exact match, ValueError on duplicates |
| 3     | Workflow ID heuristic | 12-20 chars alphanumeric = ID, fallback to find_by_name for intuitive UX |
| 3     | CLI color coding | GREEN for active, YELLOW for inactive workflows (visual feedback) |
| 3     | Error handling 'from None' | Suppress exception chaining in CLI for clean user-facing errors |
| 3     | Explicit config validation | Check api_key/instance_url with clear setup messages vs downstream errors |
| 3     | Project filter placeholder | Show "not yet implemented" message for future functionality |
| 3     | Diff verbosity levels | 5 levels (0-4) from high-level changes to complete node-by-node diffs |
| 3     | Move command placeholder | Deferred to Phase 5, requires projects API for resolution |
| 3     | Delete confirmation | Require confirmation by default, --force flag for automation |
| 3     | Open URL construction | Strip /api/v1 from instance_url for workflow edit page URL |
| 4     | Download preserves API format | model_dump(mode='json', by_alias=True) for camelCase compatibility |
| 4     | Retry workflow loading | --no-load-workflow flag (default: load_workflow=True) matches API behavior |
| 4     | Download filename default | {execution_id}.json for predictable naming |
| 5     | Project view members placeholder | Placeholder message until member relations available in API response |
| 5     | User invite error handling | ValidationError returns generic message, test matches actual behavior |
| 5     | Default member role | project:editor for least-privilege, admin must be explicit |
| 5     | No confirmation for member remove | Members can be re-added easily unlike user deletion |
| 5     | Member extraction from relations | n8n returns members in project.relations.projectRelations |
| 5     | Member add error guidance | Suggest "n8n user invite" when adding unknown email |
| 6     | No project filtering in completion | WorkflowsResource.list() doesn't support project_id parameter |
| 6     | Silent completion errors | Return empty list on errors to never break command execution |
| 7     | 85% coverage target | User set 85% as acceptable target vs original 90% (achieved 88%) |
| 7     | Mock time.sleep globally | Autouse fixture eliminates retry delays, 66x speedup (69s → 1s) |
| 7     | Focus on workflow.py | Highest impact module (74% → 85%) vs spreading across all modules |

### Deferred Issues

None yet.

### Blockers/Concerns

None yet.

## Session Continuity

Last session: 2026-01-05
Stopped at: Completed 07-01-PLAN.md (Test Coverage - Milestone complete)
Resume file: None
