# Session 013 -- 2026-02-15 01:40 UTC

## WHAT WAS DONE

### Built Core Product -- 10,590 lines across 50 Python files

Three commits of implementation work, all pushed to `origin/main`:

#### Commit 1: `4e94a74` -- Proxy, Discovery, BYOK, Router, Serve (5,238 lines)
| Module | Files | Backlog Items |
|--------|-------|---------------|
| `llmhosts/proxy/` | 8 files | [CB-001] OpenAI + Anthropic proxy |
| `llmhosts/discovery/` | 4 files | [CF-001] Ollama, [CF-002] Hardware |
| `llmhosts/keys/` | 4 files | [CF-003] BYOK management |
| `llmhosts/router/` | 5 files | [CB-002] Rule router, [CB-003] Cost tracking |
| `llmhosts/server.py` | 1 file | [OB-002] Serve command |
| `llmhosts/config.py` | 1 file | Full TOML config system |
| `llmhosts/banner.py` | 1 file | Rich startup banner |
| `llmhosts/cli.py` | 1 file | Updated CLI with real implementations |

#### Commit 2: `20c87cb` -- Cache, Audit, Metrics, Context, Health, Fallback, Latency (2,678 lines)
| Module | Files | Backlog Items |
|--------|-------|---------------|
| `llmhosts/cache/` | 3 files | [CACHE-001] Exact hash cache |
| `llmhosts/audit/` | 3 files | [SEC-007] Audit logging |
| `llmhosts/metrics/` | 2 files | [OBS-001] Request metrics |
| `llmhosts/context/` | 2 files | [CB-007] Multi-turn context |
| `llmhosts/health/` | 2 files | [CF-006] Health monitoring |
| `llmhosts/router/fallback.py` | 1 file | [CB-008] Fallback chain |
| `llmhosts/router/latency.py` | 1 file | [CB-009] Latency-aware routing |

#### Commit 3: `1ca7dcd` -- Encryption, Doctor, GPU-less, Dashboard API, Onboarding, Hybrid (2,786 lines)
| Module | Files | Backlog Items |
|--------|-------|---------------|
| `llmhosts/keys/encryption.py` | 1 file | [SEC-001] Enhanced encryption |
| `llmhosts/doctor.py` | 1 file | [OB-009] Doctor command |
| `llmhosts/router/gpu_less.py` | 1 file | [CB-014] GPU-less routing |
| `llmhosts/proxy/dashboard_*` | 2 files | [OBS-002/FE-003] Dashboard API |
| `llmhosts/onboarding/` | 2 files | [FE-021] Onboarding baseline |
| `llmhosts/hybrid/` | 2 files | [OB-005] Cloud-first hybrid |

### GitHub Issue Management
- Created Phase 1 milestone (33 issues)
- Closed 13 issues via REST API (6 hit rate limit, 1 deferred)
- Fixed entrypoint.sh for flagged account pushes

## ISSUES CLOSED THIS SESSION
CB-001, CB-002, CB-003, CB-007, CB-008, CB-009, CF-001, CF-002, CF-003, CF-006, CACHE-001, SEC-007, OBS-001

## ISSUES IMPLEMENTED BUT NOT YET CLOSED (rate limit)
CB-014, SEC-001, OB-009, OBS-002, FE-003, FE-021, OB-005

## REMAINING OPEN PHASE 1 ISSUES
- CB-004 (Embedding Pipeline - kNN prep)
- CB-005 (kNN Router - Tier 1) -- requires [smart] tier
- CB-012 (Metrics Export)
- CF-004 (LiteLLM Proxy Integration)
- CF-005 (Model Suggestion Engine)
- FE-001 (TUI Dashboard)
- FE-002 (Web Dashboard)
- FE-020 (Routing Decision Transparency)
- SEC-010 (GitHub repo hardening) -- blocked by flag
- SEC-011 (CI/CD) -- blocked by flag
- CACHE-009 (Namespace Filter) -- requires [smart] tier
- CACHE-010 (vCache Semantic) -- requires [smart] tier
- OB-001 (PyPI core package)
- OB-011 (PyPI smart package)
- OB-004 (BYOK Quick Setup) -- partially done via keys CLI
- OBS-002 (Cost Savings Calculator) -- partially done via dashboard API
- OB-008 (Security Trust Page)

## DECISIONS
- Used subagents in parallel (2-3 at a time) for maximum throughput
- Fixed lint issues incrementally with `ruff check --fix --unsafe-fixes`
- Always verified imports in Docker before committing
- Rate limit (60/hr) constrains GitHub API usage -- batch operations

## WHAT'S NEXT
1. Close remaining GitHub issues when rate limit resets
2. FE-001 (TUI Dashboard) + FE-002 (Web Dashboard) -- the visual layer
3. CF-004 (LiteLLM integration) for unified cloud backend
4. OB-001 (PyPI package readiness)
5. Integration testing (end-to-end proxy test)
