"""Development timeline benchmarks by project type."""

title = "Development Timeline Benchmarks"

content = """
Typical timelines vary by project type, size, and jurisdiction.
Benchmarks help set expectations and identify outliers.

**Single-Family Residential:** Pre-development 6–18 months;
construction 6–12 months. Smaller projects often move faster
through permitting.

**Multifamily:** Pre-development 12–24 months; construction
12–24 months. Public hearings and affordable housing
requirements can extend entitlements.

**Mixed-Use:** Pre-development 18–36 months; construction
18–36 months. Complexity and multiple uses increase
coordinating effort.

**Industrial or Office:** Varies widely. Greenfield sites
may require longer entitlements; build-to-suit can
compress design and permitting.

**Contingency:** Add 20–30 percent buffer for plan revisions,
permit delays, and market-driven pauses.
"""

version = "0.0.1"
