"""Contractor schedule submittals and review."""

title = "Contractor Schedule Submittals and Review"

content = """
Contractors submit project schedules for review and approval.
The development team verifies that the schedule aligns with
contract requirements and project goals.

**Initial Schedule:** Request within 30 days of notice to proceed
or per contract. Schedule should reflect contract duration and
milestones. Review for logic, resources, and critical path.

**Updates:** Require periodic updates (e.g., monthly) with actual
progress. Compare to baseline; identify variances and recovery
plans.

**Look-Ahead Schedules:** Short-term look-aheads (2–4 weeks) help
coordinate inspections, deliveries, and owner activities.

**Acceptance:** Document acceptance or conditional acceptance
in writing. Retain baseline and updates for delay analysis
if needed.
"""

version = "0.0.1"
