title = "Change Order Management and Documentation"

content = """
Change order management ensures all project modifications are properly documented, approved,
and integrated into project controls. This systematic process protects all parties while
maintaining project quality and financial accountability.

**Change Initiation Protocol:** Establish clear procedures for identifying and documenting
change requests, including client requests, design modifications, and unforeseen conditions.
Require written authorization before proceeding with any changes.

**Impact Assessment Requirements:** Conduct thorough analysis of each proposed change including
cost implications, schedule impacts, and quality considerations. Document all affected
project elements and potential ripple effects.

**Approval Thresholds:** Define approval levels based on cost and scope impact, with higher-
value changes requiring additional review and authorization. Establish clear decision-making
authority for different change categories.

**Documentation Standards:** Create comprehensive change order documents that include detailed
descriptions, cost breakdowns, schedule adjustments, and approval signatures. Maintain
complete audit trails for all project modifications.

**Contract Integration:** Ensure change orders are properly incorporated into existing
contracts and warranties. Update all project documentation including drawings, specifications,
and payment schedules.

**Cost Control Measures:** Implement procedures to prevent scope creep and unauthorized work.
Track change order frequency and value to identify potential project management issues.

**Client Education:** Provide clear explanations of change order processes, costs, and
approval requirements. Help clients understand the implications of proposed changes on
budget, timeline, and project quality.
"""

version = "0.0.1"
