⑥

### Cycle Time + Lead Time

Metrics
Cycle Time (in_progress → done)
0.0 days
Median
P90 8.1d
Distribution
Lead Time (created → done)
0.0 days
Median
P90 22.5d
Distribution
⑦

### Status Duration Heatmap

Analysis
Average Days in Status
backlog 8.2d
in_planning 3.1d
planned 5.4d
in_progress 4.2d
review 12.7d
⚠ Bottleneck
done —
blocked 9.5d
⑮

### Risk Stack Panel

Risk
Risk Stack
5 items needing attention
Critical LAT-18 “Add relationship validation”
Stale 12 days, in_progress, blocking 2 tasks
High LAT-29 “Archive cascade for relationships”
Blocked, chain depth 2 (via LAT-31 → LAT-18)
High LAT-31 “Implement blocked-by enforcement”
Blocked by stale task LAT-18
Moderate LAT-22 “Design artifact linking UX”
Stale 14 days, planned (not blocking others)
Low in_progress WIP exceeded (5/4) for 3 days
Capacity constraint, not directly blocking deliverables
㉓

### WIP Alert Severity + Time-over-limit

Alert
WIP Limit Breach — in_progress
Warning
Current
5
Limit
4
Over By
+1
0 Capacity
Limit: 4
Feb 12 — breached Now (3d over)
Recommendation: Consider moving LAT-38 to review or reassigning to reduce in_progress count below the WIP limit.
㉔

### Bottleneck Detection

Insight
Bottleneck Detected: review
Flow Ratio
0.62
< 0.8 threshold → bottleneck
Time to Critical
~3 weeks
at current rate
Accumulation Projection (next 4 weeks)
㉕

### Dependency Chain Risk

Graph
Dependency Chains
Chain 1 Critical Depth 2
Impact: 3 tasks affected, deepest block is stale for 12 days
Chain 2 High Depth 1
Impact: Shares root cause with Chain 1 — resolving LAT-18 unblocks both chains