## 🎯 Success Metrics & Acceptance Criteria

### Coverage Metrics

- **Algorithm Coverage**: >50 algorithms across 7 categories
- **Test Coverage**: >90% line coverage (Rust), >95% API coverage (Python)
- **Documentation Coverage**: 100% of public APIs documented

### Performance Metrics

- **Benchmark Suite**: >100 benchmarks covering algorithms and pipelines
- **Regression Detection**: Automated alerts on >10% slowdown
- **Scalability**: All algorithms tested on graphs up to 1M nodes

### Quality Metrics

- **Zero Compiler Warnings**: Clean `cargo build` and `cargo clippy`
- **Zero Test Failures**: All tests pass on all platforms
- **Zero Critical Bugs**: No known correctness issues

### Usability Metrics

- **Time to First Result**: <5 min from install to running first algorithm
- **Error Comprehension**: >90% of users understand error messages without docs
- **Documentation Quality**: Positive user feedback, low support burden

---

## 📅 Overall Timeline & Dependencies

### Gantt Chart (Approximate)

```
Phase 1 (Builder Primitives): [======] (4-6 weeks) - Can start immediately
Phase 2 (Community):              [========] (6-8 weeks) - After Phase 1
Phase 3 (Centrality):             [======] (4-6 weeks) - After Phase 1
Phase 4 (Pathfinding):            [=====] (4-5 weeks) - After Phase 1
Phase 4A (Decomposition):            [========] (6-8 weeks) - After Phase 1
Phase 4B (Transform):                    [====] (3-4 weeks) - After Phase 1
Phase 4C (Temporal Algos):               [=====] (4-5 weeks) - After Temporal Plan
Phase 4D (Statistical):                      [====] (3-4 weeks) - After Phase 4A
Phase 5 (Meta Infra):                            [====] (3-4 weeks) - After Phase 1-4
Phase 6 (Polish):            [===================================] (Ongoing)
                                                       [===] (2-3 weeks final)

Temporal Extensions (see temporal-extensions-plan.md): [=========] (8-9 weeks, parallel)

Total: ~30-40 weeks (7-10 months) excluding temporal work
```

### Critical Path

1. **Temporal Extensions** run in parallel (see separate plan)
2. **Phase 1** (Builder) is prerequisite for Phases 2-4
3. **Phase 4A** (Decomposition) is prerequisite for Phase 4D and some Phase 2 algorithms
4. **Phase 6** (Polish) runs concurrently, with final push at end

### Parallelization Opportunities

- Phase 1 can start immediately alongside temporal work
- Phases 2, 3, 4 can run in parallel after Phase 1 completes
- Phase 4A-4D can be staggered with partial dependencies
- Phase 6 tasks distributed throughout (testing, docs as features land)

---

