[09:00] Alice: Good morning everyone. Let's get started with the weekly sync.
[09:01] Bob: Morning! I have updates on the backend migration.
[09:02] Carol: Hi all. I'll cover the design review status.
[09:03] Alice: Great. Bob, go ahead.
[09:04] Bob: The database migration is 80% complete. We hit a snag with the user table indexes.
[09:05] Bob: ACTION: Bob to resolve user table index conflicts by Friday
[09:06] Carol: On the design side, we finalized the new dashboard layout.
[09:07] Carol: DECISION: Adopt the three-panel dashboard layout for v2.0
[09:08] Alice: Excellent. What about the mobile responsive work?
[09:09] Carol: Still in progress. I need input from Dave on the component library.
[09:10] Dave: Hey sorry I'm late. The component library is ready for review.
[09:11] Carol: ACTION: Carol to review component library and provide feedback by Wednesday
[09:12] Alice: Let's also discuss the release timeline.
[09:13] Bob: I think we can target end of month if the migration wraps up next week.
[09:14] Alice: DECISION: Target release date set for March 31st
[09:15] Dave: I'll need to update the CI pipeline before release.
[09:16] Dave: ACTION: Dave to update CI pipeline configuration for v2.0
[09:17] Alice: Any blockers anyone wants to raise?
[09:18] Bob: Just the index issue I mentioned. Should be resolved soon.
[09:19] Alice: DECISION: Weekly check-ins to continue until release
[09:20] Alice: ACTION: Alice to send updated project timeline to stakeholders
[09:21] Alice: Alright, thanks everyone. Talk next week.
