# Session 12 Plan: v0.10.0 Release Preparation

**Date**: 2025-10-22
**Status**: 📋 Planned
**Estimated Duration**: 1-2 hours
**Target**: Finalize and release v0.10.0 to PyPI

---

## 📍 Current Status (Starting Point)

### What We Have ✅

Session 11 completed with excellent results:
- ✅ **758 tests** passing (100% success rate)
- ✅ **91% overall coverage** (target: 80%, +11% over)
- ✅ **99% MCP coverage** (target: 60%, +39% over)
- ✅ **84-100% CLI coverage** (target: 40%, +44% over)
- ✅ **All quality checks passing** (ruff, mypy, pytest)
- ✅ **Comprehensive documentation** (13 docs including SESSION_11_GAP_ANALYSIS.md)
- ✅ **Production readiness: 100%**

### What We Need

v0.10.0 is **ready for release**. Session 12 focuses on:
1. Creating release documentation
2. Finalizing version tags
3. Publishing to PyPI
4. Planning v0.10.1

---

## 🎯 Session 12 Goals

### Primary Goals (MUST DO)

#### 1. Create Release Documentation (Priority: CRITICAL)
**Estimated Time**: 45 minutes

**Tasks**:
1. **RELEASE_NOTES_v0.10.0.md** (30 min)
   - Executive summary
   - New features
   - Improvements
   - Breaking changes (if any)
   - Migration guide (if needed)
   - Known issues
   - Contributors

2. **CHANGELOG.md** update (15 min)
   - Add v0.10.0 entry
   - List all changes since v0.9.0-beta
   - Include commit references

#### 2. Version Finalization (Priority: CRITICAL)
**Estimated Time**: 15 minutes

**Tasks**:
1. Update version numbers:
   - `clauxton/__version__.py`: `"0.10.0"`
   - `pyproject.toml`: `version = "0.10.0"`
2. Verify version consistency
3. Test local installation

#### 3. PyPI Release (Priority: CRITICAL)
**Estimated Time**: 30 minutes

**Tasks**:
1. Build package: `python -m build`
2. Validate package: `twine check dist/*`
3. Test upload to TestPyPI (optional)
4. Upload to PyPI: `twine upload dist/*`
5. Verify installation: `pip install clauxton==0.10.0`

#### 4. GitHub Release (Priority: CRITICAL)
**Estimated Time**: 15 minutes

**Tasks**:
1. Create git tag: `git tag -a v0.10.0 -m "Release v0.10.0"`
2. Push tag: `git push origin v0.10.0`
3. Create GitHub release with release notes
4. Attach distribution files

### Secondary Goals (SHOULD DO)

#### 5. v0.10.1 Planning (Priority: HIGH)
**Estimated Time**: 15 minutes

**Tasks**:
1. Create SESSION_13_PLAN.md (v0.10.1 improvements)
2. Update PROJECT_ROADMAP.md
3. Update QUICK_STATUS.md

---

## 📋 Detailed Task Breakdown

### Phase 1: Release Documentation (45 min)

#### Task 1.1: Create RELEASE_NOTES_v0.10.0.md (30 min)

**Structure**:
```markdown
# Clauxton v0.10.0 Release Notes

## 📊 Executive Summary

Major release adding comprehensive testing and production readiness.

## ✨ New Features

### 1. Bulk Task Import/Export (YAML)
- Import tasks from YAML with validation
- Error recovery modes (rollback, skip, abort)
- Confirmation prompts for large imports

### 2. Human-in-the-Loop Confirmations
- Configurable confirmation modes (always, auto, never)
- Threshold-based prompts
- User-friendly preview

### 3. Undo Functionality
- Undo last operation
- View operation history
- MCP tools: undo_last_operation, get_recent_operations

### 4. KB Documentation Export
- Export Knowledge Base to Markdown
- Organized by category
- Beautiful formatting

### 5. Enhanced Validation
- YAML safety (dangerous tags blocked)
- Task dependency validation
- Circular dependency detection
- Path validation

## 🚀 Improvements

### Testing
- 758 tests (was 157 in v0.9.0-beta)
- 91% code coverage (was ~70%)
- 99% MCP server coverage
- Comprehensive integration tests

### Quality
- Strict mypy type checking
- ruff linting
- Bandit security scanning
- CI/CD pipeline (3 jobs, ~52s)

### Documentation
- 13 comprehensive docs
- Troubleshooting guide (1300 lines!)
- Configuration guide
- YAML format guide
- Session summaries

## 🔧 Bug Fixes

- Fixed task dependency inference
- Fixed YAML parsing edge cases
- Improved error messages

## 📖 Documentation

New/Updated docs:
- SESSION_8_SUMMARY.md
- SESSION_9_SUMMARY.md
- SESSION_10_SUMMARY.md
- SESSION_11_SUMMARY.md
- SESSION_11_GAP_ANALYSIS.md
- troubleshooting.md
- configuration-guide.md

## ⚠️ Breaking Changes

None. v0.10.0 is fully backward compatible with v0.9.0-beta.

## 🐛 Known Issues

None critical. See SESSION_11_GAP_ANALYSIS.md for minor improvements planned for v0.10.1.

## 📦 Installation

pip install clauxton==0.10.0

## 🙏 Contributors

- Claude Code (AI Assistant)
- Project Maintainer

## 🔗 Links

- GitHub: https://github.com/nakishiyaman/clauxton
- PyPI: https://pypi.org/project/clauxton/
- Documentation: See docs/ directory
```

#### Task 1.2: Update CHANGELOG.md (15 min)

**Add v0.10.0 entry**:
```markdown
## [0.10.0] - 2025-10-22

### Added
- Bulk task import/export (YAML format)
- Human-in-the-loop confirmations
- Undo functionality (undo_last_operation, get_recent_operations)
- KB documentation export (export_to_docs)
- Enhanced validation (YAML safety, dependency validation)
- Configuration management (confirmation_mode, thresholds)
- Comprehensive testing suite (758 tests, 91% coverage)
- MCP server undo/history tools

### Improved
- Test coverage: 70% → 91%
- MCP server coverage: 0% → 99%
- CLI coverage: ~20% → 84-100%
- Documentation (13 comprehensive docs)
- Error messages and user feedback
- Type hints and mypy strict mode

### Fixed
- Task dependency inference accuracy
- YAML parsing edge cases
- Error handling in import operations

### Documentation
- Added SESSION_8_SUMMARY.md
- Added SESSION_9_SUMMARY.md
- Added SESSION_10_SUMMARY.md
- Added SESSION_11_SUMMARY.md
- Added SESSION_11_GAP_ANALYSIS.md
- Updated troubleshooting.md
- Updated configuration-guide.md

[0.10.0]: https://github.com/nakishiyaman/clauxton/compare/v0.9.0-beta...v0.10.0
```

---

### Phase 2: Version Finalization (15 min)

#### Task 2.1: Update Version Numbers (10 min)

**Files to update**:

1. `clauxton/__version__.py`:
```python
__version__ = "0.10.0"
```

2. `pyproject.toml`:
```toml
[project]
name = "clauxton"
version = "0.10.0"
```

3. Verify consistency:
```bash
python -c "from clauxton import __version__; print(__version__)"
# Should output: 0.10.0
```

#### Task 2.2: Test Local Installation (5 min)

```bash
# Build package
python -m build

# Check distribution
ls -lh dist/

# Install locally in test environment
pip install dist/clauxton-0.10.0-py3-none-any.whl

# Test CLI
clauxton --version  # Should output: 0.10.0
```

---

### Phase 3: PyPI Release (30 min)

#### Task 3.1: Build Package (5 min)

```bash
# Clean old builds
rm -rf dist/ build/

# Build package (wheel + sdist)
python -m build

# Verify files created
ls -lh dist/
# Should see:
# - clauxton-0.10.0-py3-none-any.whl
# - clauxton-0.10.0.tar.gz
```

#### Task 3.2: Validate Package (5 min)

```bash
# Check package with twine
twine check dist/*

# Expected output:
# Checking dist/clauxton-0.10.0-py3-none-any.whl: PASSED
# Checking dist/clauxton-0.10.0.tar.gz: PASSED
```

#### Task 3.3: Upload to PyPI (20 min)

**Optional: Test Upload First**
```bash
# Upload to TestPyPI (optional)
twine upload --repository testpypi dist/*

# Test installation
pip install --index-url https://test.pypi.org/simple/ clauxton==0.10.0
```

**Production Upload**
```bash
# Upload to PyPI
twine upload dist/*

# Expected output:
# Uploading distributions to https://upload.pypi.org/legacy/
# Uploading clauxton-0.10.0-py3-none-any.whl
# 100% ━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━
# Uploading clauxton-0.10.0.tar.gz
# 100% ━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━━

# Verify installation
pip install clauxton==0.10.0

# Test
clauxton --version  # Should output: 0.10.0
clauxton init
```

---

### Phase 4: GitHub Release (15 min)

#### Task 4.1: Create Git Tag (5 min)

```bash
# Create annotated tag
git tag -a v0.10.0 -m "Release v0.10.0

Major release with comprehensive testing and production readiness.

Key features:
- Bulk task import/export
- Human-in-the-loop confirmations
- Undo functionality
- KB documentation export
- 758 tests with 91% coverage

See RELEASE_NOTES_v0.10.0.md for details."

# Push tag
git push origin v0.10.0
```

#### Task 4.2: Create GitHub Release (10 min)

**Via GitHub Web UI**:
1. Go to: https://github.com/nakishiyaman/clauxton/releases/new
2. Choose tag: `v0.10.0`
3. Release title: `v0.10.0 - Production Ready`
4. Description: Copy from RELEASE_NOTES_v0.10.0.md
5. Attach files:
   - `dist/clauxton-0.10.0-py3-none-any.whl`
   - `dist/clauxton-0.10.0.tar.gz`
6. Click "Publish release"

**Via GitHub CLI** (alternative):
```bash
gh release create v0.10.0 \
  --title "v0.10.0 - Production Ready" \
  --notes-file docs/RELEASE_NOTES_v0.10.0.md \
  dist/clauxton-0.10.0-py3-none-any.whl \
  dist/clauxton-0.10.0.tar.gz
```

---

### Phase 5: v0.10.1 Planning (15 min)

#### Task 5.1: Create SESSION_13_PLAN.md (10 min)

**Outline v0.10.1 improvements**:
```markdown
# Session 13 Plan: v0.10.1 Improvements

## Goals
1. Add TEST_WRITING_GUIDE.md (1 hour)
2. Add PERFORMANCE_GUIDE.md (1 hour)
3. Add bandit to CI/CD (30 min)
4. Add utils module tests (1-1.5 hours)

## Estimated Duration: 3.5-4.5 hours

## Expected Impact
- Coverage: 91% → 93%+
- Security: Automated scanning in CI/CD
- Documentation: Complete guide for contributors
```

#### Task 5.2: Update PROJECT_ROADMAP.md (5 min)

**Add v0.10.0 completion and v0.10.1 plan**:
```markdown
### Phase 3: Enhanced Features (Complete) ✅
**Sessions**: 8-11
**Status**: ✅ Complete (v0.10.0 released)
**Release Date**: 2025-10-22

### Phase 4: Polish & Optimization (Next) 📋
**Sessions**: 12-13
**Status**: 📋 Planned (v0.10.1)
**Target**: Minor improvements and documentation
```

---

## 🔍 Pre-Release Checklist

### Critical Checks ✅

Before releasing, verify:

- [ ] All tests passing (758/758)
- [ ] All quality checks passing (ruff, mypy, pytest)
- [ ] Version numbers updated (0.10.0)
- [ ] CHANGELOG.md updated
- [ ] RELEASE_NOTES_v0.10.0.md created
- [ ] Documentation complete
- [ ] No uncommitted changes
- [ ] Git tag created
- [ ] Package built successfully
- [ ] Package validated with twine

### Post-Release Verification ✅

After releasing, verify:

- [ ] PyPI page updated: https://pypi.org/project/clauxton/
- [ ] Installation works: `pip install clauxton==0.10.0`
- [ ] CLI works: `clauxton --version`
- [ ] GitHub release created
- [ ] Tag visible: https://github.com/nakishiyaman/clauxton/tags
- [ ] Documentation accessible

---

## 🎯 Success Criteria

### MUST HAVE (Release Blockers)

- ✅ v0.10.0 published to PyPI
- ✅ GitHub release created with tag
- ✅ RELEASE_NOTES_v0.10.0.md complete
- ✅ CHANGELOG.md updated
- ✅ All tests passing
- ✅ Installation verified

### SHOULD HAVE (Nice to Have)

- ✅ v0.10.1 planned (SESSION_13_PLAN.md)
- ✅ PROJECT_ROADMAP.md updated
- ✅ QUICK_STATUS.md updated

### COULD HAVE (Optional)

- TestPyPI upload (for testing)
- Social media announcement
- Blog post about v0.10.0

---

## ⚠️ Risk Analysis

### High Risk Items

**None**. v0.10.0 is thoroughly tested and documented.

### Medium Risk Items

1. **PyPI Upload Credentials**
   - Mitigation: Ensure credentials are configured
   - Fallback: Re-authenticate if needed

2. **Network Issues**
   - Mitigation: Retry upload if needed
   - Fallback: Upload from different network

### Low Risk Items

1. **Git Tag Conflicts**
   - Mitigation: Check if tag exists first
   - Fallback: Delete and recreate if needed

---

## 📊 Expected Outcomes

### Metrics

| Metric | Before | After | Impact |
|--------|--------|-------|--------|
| **Version** | v0.9.0-beta | v0.10.0 | Stable release |
| **PyPI Downloads** | ~0 | Growing | Public availability |
| **Test Coverage** | ~70% | 91% | +21% |
| **Total Tests** | 157 | 758 | +601 tests |
| **Documentation** | 5 docs | 13 docs | +8 docs |

### Deliverables

1. ✅ **PyPI Package**: clauxton-0.10.0
2. ✅ **GitHub Release**: v0.10.0
3. ✅ **Release Notes**: RELEASE_NOTES_v0.10.0.md
4. ✅ **Changelog**: CHANGELOG.md (updated)
5. ✅ **Git Tag**: v0.10.0

---

## 🔗 Resources

### Documentation

- **README.md** - Installation and quick start
- **CLAUDE.md** - Comprehensive usage guide
- **RELEASE_NOTES_v0.10.0.md** - v0.10.0 release notes
- **SESSION_11_GAP_ANALYSIS.md** - Gap analysis
- **SESSION_11_SUMMARY.md** - Session 11 results

### Tools

- **build**: Package building (`python -m build`)
- **twine**: Package upload (`twine upload dist/*`)
- **gh**: GitHub CLI (for releases)

### Links

- **PyPI**: https://pypi.org/project/clauxton/
- **GitHub**: https://github.com/nakishiyaman/clauxton
- **Releases**: https://github.com/nakishiyaman/clauxton/releases

---

## 💡 Notes

### Why v0.10.0 (not v1.0.0)?

v0.10.0 indicates:
- Major improvement from v0.9.0-beta
- Production-ready quality
- Still room for minor improvements (v0.10.1, v0.10.2)
- v1.0.0 reserved for "feature-complete" milestone

### What's Next After v0.10.0?

**v0.10.1** (planned for Session 13):
- TEST_WRITING_GUIDE.md
- PERFORMANCE_GUIDE.md
- Bandit in CI/CD
- Utils module tests
- Coverage: 91% → 93%+

**v0.11.0** (future):
- Performance optimizations
- Advanced features
- User-requested enhancements

---

## 🎉 Celebration Plan

After successful v0.10.0 release:

1. ✅ Update all status docs
2. ✅ Create celebratory commit message
3. ✅ Announce in project README
4. ✅ Plan v0.10.1 improvements
5. 🎉 Celebrate the achievement!

---

**Prepared by**: Claude Code
**Date**: 2025-10-22
**Session**: 12 (Planned)
**Status**: 📋 Ready to Execute

**Estimated Total Time**: 1-2 hours
**Expected Outcome**: v0.10.0 successfully released to PyPI 🚀
