# ACTIVE: BDL-034 — UX Issues & Improvements Batch Fix

> **Last updated:** 2026-03-10
> **Phase:** Development

---

## Current Wave

**Wave 4 — Tech-writer**

## Beads

| Bead ID | Agent | Bead | Status |
|---------|-------|------|--------|
| beadloom-t3e.1 | Agent-1 `/dev` | BEAD-01: Rules DB + labels (#67, #68) | Done |
| beadloom-t3e.2 | Agent-2 `/dev` | BEAD-02: AGENTS.md regen fix (#69) | Done |
| beadloom-t3e.3 | Agent-3 `/dev` | BEAD-03: Verify snapshots (#66) | Done (already resolved) |
| beadloom-t3e.4 | Agent-4 `/dev` | BEAD-05: Docs audit FP (#65) | Done (60%→11% FP) |
| beadloom-t3e.5 | Agent-5 `/dev` | BEAD-06: Two-phase sync (#70) | Done |
| beadloom-t3e.6 | — `/test` | BEAD-04: Test verification | Done (91% coverage) |
| beadloom-t3e.7 | — `/review` | BEAD-07: Code review | Done (OK, no issues) |
| beadloom-t3e.8 | — `/tech-writer` | BEAD-08: Docs update | Done |

## Progress

- [x] PRD approved (2026-03-10)
- [x] RFC approved (2026-03-10)
- [x] CONTEXT + PLAN approved (2026-03-10)
- [x] Beads created with dependencies (2026-03-10)
- [x] Wave 1 — Dev (5 parallel agents) — all done, patches merged, 2580/2581 tests pass (1 pre-existing failure)
- [x] Wave 2 — Test — 91% coverage, 38 fix-specific + 13 e2e tests, all pass
- [x] Wave 3 — Review — OK, 11 files reviewed, no issues
- [x] Wave 4 — Docs — 3 docs updated, 6 UX issues closed, sync-check OK

## Notes

- Issue #66 (snapshot diffing) may already be resolved — BEAD-03 will verify
- Parent epic bead: beadloom-t3e (in_progress)
