# ACTIVE: BDL-014 — Agent Prime (Cross-IDE Context Injection)

> **Current phase:** COMPLETE
> **Last updated:** 2026-02-14

---

## Completed

- [x] PRD created and approved
- [x] RFC created and approved
- [x] CONTEXT.md created
- [x] PLAN.md created
- [x] ACTIVE.md created
- [x] Epic `beadloom-4j8` + 8 beads created, 9 dependencies set
- [x] **Wave 1:** D3 (AGENTS.md v2), D4 (setup-rules) — DONE
- [x] **Wave 2:** D1 (prime_context core) — DONE
- [x] **Wave 3:** D2 (CLI prime), D5 (MCP prime), D6 (init integration) — DONE
- [x] **Wave 4:** D7 (tests) — DONE
- [x] **Wave 5:** D8 (docs) — DONE
- [x] Epic closed

## Wave 1 — COMPLETE

| Bead | Deliverable | Status | Tests |
|------|-------------|--------|-------|
| beadloom-4j8.1 | D3: AGENTS.md v2 | closed | +4 new, 815 pass |
| beadloom-4j8.2 | D4: setup-rules | closed | +10 new, 825 pass |

## Wave 2 — COMPLETE

| Bead | Deliverable | Status | Tests |
|------|-------------|--------|-------|
| beadloom-4j8.3 | D1: prime_context() core | closed | +10 new, 835 pass |

## Wave 3 — COMPLETE

| Bead | Deliverable | Status | Tests |
|------|-------------|--------|-------|
| beadloom-4j8.4 | D2: CLI prime command | closed | +4 new, 845 pass |
| beadloom-4j8.5 | D5: MCP prime tool (#10) | closed | +3 new, 845 pass |
| beadloom-4j8.6 | D6: init bootstrap integration | closed | +3 new, 845 pass |

## Wave 4 — COMPLETE

| Bead | Deliverable | Status | Tests |
|------|-------------|--------|-------|
| beadloom-4j8.7 | D7: Tests (stale docs + violations) | closed | +2 new, 847 pass |

## Wave 5 — COMPLETE

| Bead | Deliverable | Status | Tests |
|------|-------------|--------|-------|
| beadloom-4j8.8 | D8: Documentation and graph | closed | 847 pass |

## Summary

- **8 beads delivered**, all closed
- **36 new tests** (847 total), all passing
- **20 graph nodes** (was 19), 0 lint violations
- **10 MCP tools** (was 9), 21 CLI commands (was 20)
- **UX issue #17** documented: windsurf/cline marker collision
