# x0x Project Planning & Review Documentation

**Project**: x0x - Agent-to-Agent Secure Communication Network  
**Last Updated**: 2026-02-06  
**Current Phase**: 2.1 - napi-rs Node.js Bindings  

---

## Quick Navigation

### Current Status
- **Start here**: [CURRENT-STATUS.md](./CURRENT-STATUS.md) - Overview and decision needed
- **Architectural Decision**: [ARCHITECTURAL-DECISION.md](./ARCHITECTURAL-DECISION.md) - Blocker analysis

### Project Planning
- **Roadmap**: [ROADMAP.md](./ROADMAP.md) - Long-term vision and milestones
- **Phase Plan**: [PLAN-phase-2.1.md](./PLAN-phase-2.1.md) - Current phase detailed plan
- **Project State**: [STATE.json](./STATE.json) - Structured status data

### Review Materials
- **Latest Review**: [reviews/glm-task-6-review.md](./reviews/glm-task-6-review.md) - Detailed GLM-4.7 review
- **Review Summary**: [reviews/GLM-REVIEW-SESSION-COMPLETE.md](./reviews/GLM-REVIEW-SESSION-COMPLETE.md) - Session overview

---

## Current Situation

### What's Happening
Phase 2.1 (Node.js Bindings) has completed 5 of 12 tasks, but Tasks 6-7 are blocked and require architectural decisions.

### The Blocker
Tasks 6-7 depend on:
- Phase 1.3 (Gossip Overlay) - NOT STARTED
- Phase 1.4 (CRDT Task Lists) - NOT STARTED

### Options
1. **Option A** ⭐ RECOMMENDED: Skip to Task 8, continue with unblocked work
2. **Option B**: Implement stub methods (sequential but artificial)
3. **Option C**: Pause phase until dependencies available (delays timeline)

### What You Need to Do
**Confirm Option A** (or choose alternative) in [CURRENT-STATUS.md](./CURRENT-STATUS.md)

Once confirmed, work resumes immediately with Task 8.

---

## File Structure

```
.planning/
├── README.md                      ← You are here
├── ROADMAP.md                     ← Vision and phases
├── PLAN-phase-2.1.md             ← Phase 2.1 detailed plan
├── STATE.json                     ← Machine-readable status
├── CURRENT-STATUS.md             ← DECISION REQUIRED HERE
├── ARCHITECTURAL-DECISION.md     ← Blocking issue analysis
│
└── reviews/                       ← External review materials
    ├── glm-task-6-review.md      ← Detailed technical review
    ├── GLM-REVIEW-SESSION-COMPLETE.md
    └── [other reviews]
```

---

## Phase 2.1 Task Status

| Task | Name | Status | Notes |
|------|------|--------|-------|
| 1 | napi-rs Setup | ✓ COMPLETE | Basic infrastructure in place |
| 2 | Identity Bindings | ✓ COMPLETE | MachineId/AgentId exposed |
| 3 | Agent Creation | ✓ COMPLETE | Agent::new() and builder pattern |
| 4 | Network Operations | ✓ COMPLETE | joinNetwork(), publish(), subscribe() |
| 5 | Event System | ✓ COMPLETE | EventEmitter integration working |
| 6 | TaskList Bindings | ⚠ INCOMPLETE | Grade C+ - needs fixes per review |
| 7 | TaskList Operations | 🔴 BLOCKED | Depends on Task 6 and Phase 1.3 |
| 8 | WASM Fallback | ⏸ PENDING | Ready to start, unblocked |
| 9 | Platform Packages | ⏸ PENDING | After Task 8 complete |
| 10 | TypeScript Types | ⏸ PENDING | After Task 9 complete |
| 11 | Integration Tests | ⏸ PENDING | After other bindings done |
| 12 | Documentation | ⏸ PENDING | Final polish |

**Progress**: 5 complete, 1 incomplete, 2 blocked, 4 pending = 42% completion

---

## Key Metrics

### Code Quality
- **Compilation**: ✓ Passes
- **Warnings**: ✗ #[allow(dead_code)] violations (2)
- **Tests**: ✗ Zero test coverage on Task 6
- **Clippy**: ✓ Clean

### External Reviews
- **Latest**: GLM-4.7 (Grade C+)
- **Critical Issues**: 3 (must fix before merge)
- **Important Issues**: 2 (should fix soon)
- **Minor Issues**: 2 (nice to have)

### Timeline
- **Current Work**: 5/12 tasks done
- **Blocked Work**: 2 tasks (waiting on Phase 1.3-1.4)
- **Ready to Start**: 5 tasks (Tasks 8-12)
- **Phase Completion**: ~15-20 more hours (after decision)

---

## Critical Files to Review

### For Decision Makers
1. [CURRENT-STATUS.md](./CURRENT-STATUS.md) - Executive summary with options
2. [ARCHITECTURAL-DECISION.md](./ARCHITECTURAL-DECISION.md) - Blocker analysis

### For Technical Review
1. [reviews/glm-task-6-review.md](./reviews/glm-task-6-review.md) - Detailed findings
2. [PLAN-phase-2.1.md](./PLAN-phase-2.1.md) - Task requirements

### For Project Tracking
1. [STATE.json](./STATE.json) - Current status (machine-readable)
2. [ROADMAP.md](./ROADMAP.md) - Overall vision

---

## Recent Activity

| Date | Action | Status |
|------|--------|--------|
| 2026-02-06 | GLM-4.7 external review | Complete |
| 2026-02-06 | Architectural blocker identified | Documented |
| 2026-02-06 | Decision required | PENDING |

---

## What Happens Next

### Immediately
1. Review [CURRENT-STATUS.md](./CURRENT-STATUS.md)
2. Choose Option A, B, or C
3. Confirm decision

### After Decision (Option A Assumed)
1. Start Task 8 (WASM Fallback)
2. Complete Tasks 9-12
3. Return to Task 6-7 once Phase 1.3-1.4 available
4. Final review and merge

### Timeline
- Task 8-12 implementation: 8-12 hours
- Task 6-7 rework: 4-6 hours
- Phase 2.1 completion: ~2-3 weeks (depends on Phase 1.3-1.4)

---

## Questions?

Refer to the detailed documents:
- **Blocker?** → ARCHITECTURAL-DECISION.md
- **Task details?** → PLAN-phase-2.1.md
- **Review findings?** → reviews/glm-task-6-review.md
- **Current status?** → STATE.json
- **Need a decision?** → CURRENT-STATUS.md

---

**Status**: AWAITING ARCHITECTURAL DECISION  
**Next Action**: Confirm Option A or choose alternative  
**Responsible**: Human decision maker

